                  ARMED SERVICES BOARD OF CONTRACT APPEALS

Appeal of --                                    )
                                                )
Chloeta Fire, LLC                               )      ASBCA No. 59211
                                                )
Under Contract No. W9128F-l l-M-E023            )

APPEARANCE FOR THE APPELLANT:                          Mr. Mark D. Masters
                                                        Chief Executive Officer

APPEARANCES FOR THE GOVERNMENT:                        Thomas H. Gourlay, Jr., Esq.
                                                        Engineer Chief Trial Attorney
                                                       Melissa M. Head, Esq.
                                                        Engineer Trial Attorney
                                                        U.S. Army Engineer District, Omaha

                  OPINION BY ADMINISTRATIVE JUDGE THRASHER

       This appeal arises out of a contract to perform a prescribed bum on approximately
650 acres of federal land at Fort Randall, South Dakota. The government does not
believe the contractor, Chloeta Fire, LLC (Chloeta), completed the prescribed bum on all
the acres required and refused to remit Chloeta the full contract price. Chloeta asserts it
did complete the contract and is entitled to the full contract price. The parties
have chosen to proceed solely upon the record submitted, 1 pursuant to Board Rule 11.
We have jurisdiction pursuant to the Contract Disputes Act of 1978 (CDA), 41 U.S.C.
§§ 7101-7109. Only entitlement is before the Board for decision.

                                     FINDINGS OF FACT

A.       Background

       1. The U.S. Army Corps of Engineers (government or USACE) administers
approximately 18,066 acres of federal land located on Fort Randall, South Dakota,
through the USACE Fort Randall Project (project). The government awarded Contract
No. W9128F-l l-M-E023 (contract) to Chloeta on 23 September 2011 to provide a
prescribed bum of vegetation on a specific track of approximately 650 acres of the project
land. The initial period of performance was from 30 September 2011 to 30 September
2012. (R4, tab 4 at 1, 5) The original contract price was $52,888.30 (id. at 3).


1
    The submitted record consist solely of the Rule 4 file (tabs 1-7) and appellant's
         supplemental Rule 4 file (tabs 1-4).
        2. The performance work statement (PWS) stated the objectives of the contract
were:

               To effectively bum all vegetation on approximately 650 acres
               of federal land administered by the USACE Fort Randall
               Project. The purpose of the prescribed bum is to suppress and
               control invasive eastern red[ ]cedar, reduce the biomass of
               cedar piles that were cut and stacked in 2009, increase the
               abundance of native cool and warm season grasses and forbs,
               and to decrease the abundance of non-native species.

(R4, tab 4 at 5, if 1.3)

       3. The contract defined the scope of work in relevant part as follows: '"The
contractor shall complete the prescribed bum on approximately 650 acres of federal land
administered by the USACE Fort Randall Project that complies with the standards in this
PWS. Services include ... 2) a complete bum of all the vegetation and downed cedar piles
located within the 650 acre unit." (R4, tab 4 at 5, if 1.4)

        4. The PWS described the specific tasks under the contract in pertinent part as:

               5.1. Basic Services: The contractor shall provide prescribed
               bum services on approximately 650 acres of federal land
               administered by the USACE Fort Randall Project. Services
               include 1) the preparation of a bum plan that has been
               approved ... ,2) a complete bum of all the vegetation and
               downed cedar piles located within the 650 acre unit ....



               5.2.1. Bum Plan and Prescribed Bum: The contractor shall be
               required to write a bum plan[21that has been approved ... to
               completely bum all vegetation and downed cedar piles located
               within the 650 acre unit of federal land administered by the
               USACE Fort Randall Project.

(R4, tab 4 at 15)




2
    The bum plan was not included within the record.

                                             2
       5. Contract paragraph 1.6.10 describes the point of contact's (POC's) pertinent
general duties as:

               The POC monitors all technical aspects of the contract and
               assists in contract administration. The POC is authorized to
               perform the following functions: assure that the contractor
               performs the technical requirements of the contract; perform
               inspections necessary in connection with contract
               performance; maintain written and oral communications with
               the contractor concerning technical aspects of the contract;
               issue written interpretations of technical requirements,
               including government drawings, designs, specifications;
               monitor contractor's performance and notifies both the KO
               and contractor of any deficiencies; coordinate availability of
               government furnished property; and provide site entry of
               contractor personnel.

(R4, tab 4 at 7) Paragraph 4.6.8 provides the POC with the responsibility to determine when
the work has been satisfactorily completed and the authority to accept the work stating in
pertinent part, "Payment will be made after satisfactory completion, inspection, and
acceptance by the POC of all contract work performed" (R4, tab 4 at 15). Mr. Cody Wilson
was the POC during performance (app. supp. R4, tab 1 at 2, if 8) 3

B.       Contract Performance

        6. In March 2012, Chloeta personnel mobilized to the site to begin site preparation
for the bum. Burning operations were halted due to an extreme drought. As a result, the
contract was amended by Modification No. POOOOl to extend the period of performance
until 31May2013 (R4, tab 6). Chloeta submitted an invoice for services rendered to that
point and was paid a partial payment of $19,000 to cover on-site preparations, travel, and
planning. (App. supp. R4, tab 1 at 1, if 5)

       7. On 27 February 2013, the contract was further modified by Modification
No. P00002 to make an equitable adjustment due to unavoidable weather delays. The
price of the contract was increased by $21, 801.11 to include costs for additional
mobilization and demobilization, and other direct and indirect costs, increasing the total
contract price to $74,689.41. (R4, tab 7; app. supp. R4, tab 1 at 1, if 6)




3
    Ms. Dawn Rodriguez was appointed POC at award. The contract also stated that a letter
        would be issued identifying the POC's specific responsibilities and limitations.
         (R4, tab 4 at 7, if 1.6.11) No such letter was included in the record.

                                             3
        8. Chloeta personnel performed a bum on 27 April 2013. Approximately 60-70%
of Eastern Red Cedars on-site were consumed, and all Eastern Red Cedar piles were
burned. (App. supp. R4, tabs 1, 2, 3, ~ 7) Mr. Stanton, Chloeta's fire management
officer, testified that:

                The evening of the bum I met with Cody Wilson in his office.
                Wilson told me that he expected a consumption rate of Eastern
                Red Cedar of approximately 30%. I asked Mr. Wilson ifthe
                bum had met his objectives and he said yes. He estimated a
                mortality rate of approximately 70% of the cedars, which I
                concurred with.

(App. supp. R4, tab 3 at 2, ~ 8)

        9. Mr. McAffrey, Chloeta's division chief, testified that the following day he
accompanied Mr. Wilson as he conducted a final inspection of the project site during
which Mr. Wilson told him that the project was complete and extremely successful. He
also testified that he asked Mr. Wilson if Chloeta could demobilize from the work site, to
which Mr. Wilson replied yes. (App. supp. R4, tab 2 at 2, ~ 10)

      10. On 5 May 2013, Chloeta submitted an invoice in the amount of $55,689.41. The
government refused to pay the full amount, and instead calculated payment for $43,739.10. 4
On 9 May 2013, Chloeta resubmitted its invoice in the amount of$43,739.10, the total
remaining balance according to the government, minus an earlier payment of $19,000. In
May 2013, Chloeta was paid the $43,739.10. (R4, tab 2 at 3-4, ~~ 16-17, 19)

C.       Chloe ta 's Claim

       11. On 3 June 2013, Chloeta submitted a claim for $11,950.31, asserting it
completed the work under the contract and was entitled to payment of the remaining
contract price (R4, tab 3). Chloeta argued that the deduction was improper because the
government misinterpreted the requirements of the contract, asserting:

                First and foremost, the Schedule of Items does not afford the
                agency a per acre pricing strategy; a lump sum was to be paid
                for one ( 1) prescribed bum completion, which is what
                occurred. When referring to the Schedule of Items in this

4
    The invoices were not included in the record but the parties do not dispute these facts.
        However, the government's date for Chloeta's first invoice differs from
        Mr. Master's affidavit which states the invoice was submitted on 27 May 2013
         (app. supp. R4, tab 1 at 2, ~ 10). We do not find this discrepancy to be relevant in
         deciding this appeal.

                                               4
             contract, it is clear that payment was not intended to be based
             on a per acreage completion basis. Rather, the schedule
             indicates a quantity of one ( 1) prescribed bum with a unit of
             Lump Sum (not Acre) to be completed with an approved bum
             plan on approximately six hundred fifty (650) acres per the
             contract specifications.

(Id. at 1) Chloeta's claim also asserted Mr. Wilson had accepted the work, as follows:

             [A] final inspection of the project site occurred on the day
             after the prescribed bum was completed. Representing the
             Contractor at this meeting was Project Superintendent
             Brian Chad McAffrey and representing the Government as the
             [POC] listed in the contract was Cody Wilson, Natural
             Resources Manager. Mr. Wilson conveyed to McAffrey that
             the project was complete and extremely successful.
             Therefore, we were surprised when we received word from
             your office that the contract price would not be paid in full.
             Had we been aware that Mr. Wilson found the work
             unsatisfactory or unacceptable, we would have addressed
             Wilson's concerns immediately. Instead, our personnel
             demobilized from the work site back to Oklahoma on the
             understanding that the project was considered a complete
             success by the Government POC, Cody Wilson.

(Id. at 3)

       12. The contracting officer (CO) issued a final decision (COFD) on 12 December
2013 denying Chloeta's claim in its entirety (R4, tab 2). The COFD explained the CO's
interpretation of the contract requirements supporting her decision:

             The contract delineated that approximately 650 acres of land
             was to be burned by the Contractor. The contract further
             showed a map of the area to be burned. The Contractor, using
             its own discretion, did not bum over 100 acres of land as it
             was required to do under the Contract. The Contractor burned
             approximately 550 acres ofland. The Contractor's decision to
             not bum these remaining 100 acres was due to weather
             conditions and other pending work for a different contract.
             Under the contract, the Contractor was charged with
             "determining burning conditions due to facts such as weather
             prior to mobilization to the site." ... The contract placed
             squarely on the Contractor responsibility to "inspect the sites


                                            5
             where services are to be performed to satisfy themselves as to
             all general and local conditions that may affect the cost of the
             performance of the contract." The Contractor did not bum
             over 100 acres indicated within the mapped region of this
             project to be burned. Therefore, the Government is not
             required to pay for services not rendered.

(R4, tab 2 at 5, ~ 3) Responding to Chloeta's assertion that it completed the job and
Mr. Wilson accepted the job, the COFD's finding of facts differed from those in Chloeta's
claim, stating:

             In April 2013, the Contractor remobilized to the site,
             reestablished the necessary fire control lines, and developed
             an ignition plan that used topography to divide the area into
             two units. Ignition occurred on the main unit on April 26,
             2013, with a successful completion by late that evening. The
             plan was for the Contractor to return on April 27, 2013, to
             bum the second unit. Corps employee, Cody Wilson, met
             with the Contractor on site the morning of April 27, 2013,
             after they conducted a reconnaissance on the second unit. It
             was the Contractor's opinion at that time that the second unit
             would not bum effectively due to the developing weather
             conditions that day. Mr. Wilson discussed with the
             Contractor's employee, Chad [McAffrey], the possibility of
             the Contractor returning to complete the bum or the potential
             of a price adjustment to reduce the contract proportionally for
             the unburned portion. Mr. [McAffrey] indicated that the
             Contractor had another bum to attend and that the Contractor
             would work through a fair price adjustment if they could not
             return within the contract period of performance.

(R4, tab 2 at 3, ~ 14) To reinforce her argument, the COFD findings of fact also
referenced an email from Mr. Wilson, stating:

             On May 9, 2013, Mr. Wilson sent you an email further
             explaining why the contract price was reduced due to the
             contract not being fully performed. In this email, Mr. Wilson
             stated:

                    As I stated before, I am very pleased with the results of
                    the portion that was completed and applaud you on
                    your top notch crew. Ifby chance you would like to
                    take a run at completing the remaining portion, our


                                            6
                         bum window runs through May 31. However, I am
                         assuming that will not be feasible for you and that we
                         will need to mod the contract to let you out of the
                         remaining requirement which we are willing to do.

                         Mr. Wilson further relayed to the Contractor to submit
                         a final invoice "anytime for the remaining $1,045.66."

(R4, tab 2 at 3, ~ 18)

       13. Chloeta appealed the COFD to the Board on 12 March 2014 asserting
entitlement to $12,018.93. On 2 April 2015, the parties agreed to proceed solely upon the
record submitted, pursuant to Board Rule 11.

        14. Chloeta provided evidence in the form of sworn affidavits that industry practice
in the prescribed fire community defines a complete bum as less than a 100% bum rate
within the prescribed bum area. Mr. Masters' testified that "[i]t is unrealistic from my
professional experience to expect that 100% of all fuel at a prescribed fire site will be
consumed by the prescribed fire" (app. supp. R4, tab 1 at 2, ir 13). Mr. McAffrey's
testimony echoed Mr. Master's, stating:

              In my experience, it is impossible to bum 100% of all
              vegetation at a prescribed bum site. In the prescribed fire
              community, a bum at a site with similar fuels as the Fort
              Randall Project site achieving 60-70% consumption of
              Eastern Red Cedar would be considered extremely successful
              and would be considered a "complete" bum.

(App. supp. R4, tab 2 at 1, ~ 7) The government did not proffer any evidence to rebut this
testimony. We find this testimony of these witnesses to be credible based upon the
evidence of their professional experience in the prescribed bum community (app. supp.
R4, tab 1 at 1, ~ 3, tab 2 at 3-4).

      15. Two Chloeta employees testified about their conversations with Mr. Wilson in
support of Chloeta's contention that Mr. Wilson accepted the work and authorized
Chloeta to demobilize (app. supp. R4, tabs 1-3). Mr. Stanton's sworn affidavit stated:

              The evening of the bum I met with Cody Wilson in his office.
              Wilson told me that he expected a consumption rate of Eastern
              Red Cedar of approximately 30%. I asked Mr. Wilson ifthe
              bum had met his objectives and he said yes. He estimated a
              mortality rate of approximately 70% of the cedars, which I
              concurred with. On the following day Mr. Wilson conducted


                                                7
              a final inspection and said that the project was successful and
              complete.

              I was surprised to learn that the Government refused to pay
              Chloeta the entire contract price. At the completion of the
              project Mr. Wilson had said that the bum had achieved a
              higher consumption rate than anticipated and that the project
              was complete and highly successful. The day following the
              bum, Chloeta demobilized with Mr. Wilson's approval that
              the project had been completed to his satisfaction.

(App. supp. R4, tab 3 at 2, iii! 8, 9) Mr. McAffrey's sworn affidavit stated:

              Only approximately 30% of the Eastern Red Cedar remained
              untreated. In a prescribed bum it is impractical to completely
             ·bum 100% of the vegetation on site. In my conversations on
              site with Cody Wilson, he recognized this fact and stated that
              he was only expecting about 30% of the Eastern Red Cedar to
              be consumed. We estimated that a total of 25 acres of the
              project area had not been burned due to snow cover on the
              north aspect. Cody Wilson told me that this unburned area
              should not be a problem in getting paid for the project, since
              this area would likely never bum. He did not request that we
              come back at a future time to attempt to bum this area.

              A day later, I accompanied Cody Wilson as he conducted a
              final inspection of the Project site. Wilson told me that the
              project was complete and extremely successful. I asked if we
              could demobilize from the work site, and he said yes.

(App. supp. R4, tab 2 at 2, ii~ 9, 10) The government did not submit any testimony or
documentation to contradict Mr. McAffrey or Mr. Stanton's testimony on this issue.
Additionally, the government did not indicate Mr. Wilson was unavailable to provide his
account of his conversations and action on this issue.

                                        DECISION

        Appellant argues the government misreads the contract language, interpreting the
price to be measured on a per-acre or percentage basis of the bum (app. br. at 7). Instead,
appellant asserts the contract language required it to "complete a bum of all vegetation
and downed cedar piles within the unit," i.e., within the 650 acres, not a bum of all 650
acres. Since appellant safely conducted the bum by consuming all of the downed cedar
piles and approximately 60-70% consumption of the standing cedar, which within the


                                             8
prescribed bum community is considered a complete bum, appellant asserts it is entitled
to the remaining balance of the contract price because it satisfactorily completed the
contract. (App. br. at 6) In contrast, the government, argues that the contract language is
unambiguous that appellant was required to complete a burn on all 650 acres identified.
Consequently, since appellant admits it did not burn all the vegetation of the 650 acres
(over a 100 acres), the government argues we should reject appellant's interpretation of
the contract. (Gov't br. at 4-6)

        Appellant readily admits it did not burn 30-40% of the standing Eastern Red Cedar
on site. Despite this, appellant proposes two arguments why it completed the job and is
entitled to payment of the full price.

       First, appellant argues that:

                     In the prescribed fire community, a burn at a site
              with similar fuels as the Fort Randall project achieving
              60-70% consumption of the ERC would be considered
              extremely successful and would be considered a
              "complete" burn. CFI CEO Mark Masters has over
              14 years' experience in prescribed burning. He testified that
              in his professional, expert opinion, it is unrealistic to expect
              that 100% of all fuel at a prescribed fire site would be
              consumed by the prescribed fire. Thus, when the overall
              ecological objectives are met or exceeded, as they were at
              this project, the contractor is entitled to full payment
              without deductions for fuel not consumed, as 100%
              consumption is not practically attainable.

(App. br. at 6) (Citations omitted)

        Second, appellant argues that the government, the POC Mr. Wilson, accepted their
performance when he told appellant the project was complete to the government's
satisfaction and specifically approved appellant to demobilize its crew (app. br. 6-7). The
government does not argue that Mr. Wilson lacked the requisite authority to accept
appellant's performance but instead argues that appellant's version of the conversation
between Mr. Wilson and appellant's employees never occurred; that Mr. Wilson never
accepted the work under the project as complete or approved appellant's demobilization
(gov't br. at 6).

       Our findings establish Mr. Wilson was the POC and the contract delegated
authority to the POC to determine if appellant had completed the job and to accept
performance under the contract (finding 5). Thus, we conclude Mr. Wilson possessed
authority under the contract to accept the work. Henry Angelo & Co., ASBCA


                                             9
No. 30502, 87-1BCAii19,619. The government did not question his authority to accept
the work only whether acceptance factually occurred.

       Whether there was government acceptance is a question of fact and the burden of
proof is on appellant to prove acceptance. Hogan Construction, Inc., ASBCA No. 39014,
95-1BCAii27,398 at 136,595 (citing Henry Angelo & Co., 87-1BCAii19,619).
Appellant proffers two sworn affidavits from Chloeta employees testifying to their
personal interaction with Mr. Wilson to prove acceptance (finding 15). We find this
testimony credible and that appellant has met its burden of proof on this issue.

       In rebuttal, the government relies solely upon two finding of fact in the COFD as
evidence that Mr. Wilson did not accept appellant's work; one finding that recounts a
conversation between Mr. Wilson and Chloeta employees on 27 April 2013 and a second
finding quoting an email from Mr. Wilson to appellant on 9 May 2013 (finding 12). We
have long held that COFD findings of fact have no presumptive evidentiary weight and
are not binding on the parties or the Board. The parties have the burden of proving their
case de nova. Wilner v. United States, 24 F.3d 1397, 1401 (Fed. Cir. 1994) (en bane)
(findings of fact in a COFD are not binding upon the parties and are not entitled to any
deference); Precision Specialties, Inc., ASBCA No. 48717, 96-1BCAii28,054 at
140,087 (a final decision retains no presumptive evidentiary weight nor is it binding on
the Board); 41 U.S.C. § 7103(e). Thus, the burden of production has shifted to the
government to rebut appellant's proof on this issue.

        Mr. Wilson's testimony would be credible evidence of whether or not he accepted
appellant's performance. However, the government did not submit any testimony from
Mr. Wilson or anyone else. Instead, the government completely relies upon the findings
of fact in the COFD. Further, the government did not indicate Mr. Wilson was
unavailable to testify. Likewise, the government did not submit Mr. Wilson's email of
9 May 2013 as part of the record. The Board may, as we do in this instance, draw adverse
inferences from a parties' failure to call witnesses whose testimony would otherwise be
expected to be favorable to it. Nobe General Construction, ASBCA No. 51105, 00-2 BCA
ii 31,099 at 153,595 (citing Grunley-Walsh Construction Co., ASBCA No. 33004, 90-1
BCA ii 22,362 at 112,343); Wilner Construction Co., ASBCA No. 32449, 88-2 BCA
ii 20,614 at 104,174. Consequently, we conclude the government has failed to rebut
appellant's evidence of government acceptance. We conclude Mr. Wilson possessed the
authority to accept the work and did approve appellant's completion of the job and thus,
accepted appellant's performance. 5



5   Given we conclude the government is bound by Mr. Wilson's acceptance of appellant's
        Performance, we need not address the parties' arguments regarding interpretation
        of the contract requirements.

                                            10
                                     CONCLUSION

      Appellant's appeal is sustained. The matter is remanded to the parties to negotiate
quantum.

       Dated: 9 November 2015




                                                 JO
                                                 Administrative Judge
                                                 Armed Services Board
                                                 of Contract Appeals


I concur                                         I concur




MARK N. STEMPL                                   RICHARD SHACKLEFORD
Administrative Judge                             Administrative Judge
Acting Chairman                                  Vice Chairman
Armed Services Board                             Armed Services Board
of Contract Appeals                              of Contract Appeals




       I certify that the foregoing is a true copy of the Opinion and Decision of the Armed
Services Board of Contract Appeals in ASBCA No. 59211, Appeal of Chloeta Fire, LLC,
rendered in conformance with the Board's Charter.

      Dated:



                                                 JEFFREYD. GARDIN
                                                 Recorder, Armed Services
                                                 Board of Contract Appeals




                                            11
