     Case: 08-30993 Document: 00511290584 Page: 1 Date Filed: 11/10/2010




           IN THE UNITED STATES COURT OF APPEALS
                    FOR THE FIFTH CIRCUIT  United States Court of Appeals
                                                    Fifth Circuit

                                                 FILED
                                                                         November 10, 2010

                                       No. 08-30993                         Lyle W. Cayce
                                                                                 Clerk

In the Matter of: ROY FRISCHHERTZ CONSTRUCTION CO. INC.,

                                                   Debtor.


AUDUBON COMMISSION,

                                                   Appellant–Cross-Appelle,
v.

ROY FRISCHHERTZ CONSTRUCTION CO. INC.,

                                                   Appellee–Cross-Appellant,

OHIO CASUALTY INSURANCE CO.,

                                                   Appellee.




                   Appeal from the United States District Court
                       for the Eastern District of Louisiana
                               USDC No. 2:08-CV-89
                             USDC No. 2:07-CV-9426


Before DAVIS, OWEN, and HAYNES, Circuit Judges.
PER CURIAM:*


       *
         Pursuant to 5TH CIR . R. 47.5, the court has determined that this opinion should not
be published and is not precedent except under the limited circumstances set forth in 5TH CIR .
R. 47.5.4.
     Case: 08-30993 Document: 00511290584 Page: 2 Date Filed: 11/10/2010



                                         No. 08-30993

       The judgment of the bankruptcy court is reversed in part and we remand
for the following reasons:
       1. Section 14.1.1 of the construction contract requires only an actual work
stoppage of thirty consecutive days following a government act or acts that
require work to be stopped. The bankruptcy court did not clearly err when it
determined that the August 28, 2005, “Promulgation of Emergency Orders,”
which instituted a mandatory evacuation of “all of the Parish of Orleans,”
required work to be stopped and that “it was not possible for RFCC to man the
Audubon project” for thirty consecutive days following the evacuation order.
       2. The bankruptcy court properly denied Audubon its completion costs and
proof of claim in the main bankruptcy proceeding.
       3. The bankruptcy court did not abuse its discretion in excluding Roy
Frischhertz, III’s video deposition testimony from evidence at trial.
       4. The bankruptcy court did not err in its determination that the evidence
was insufficient to support RFCC’s claim to compensation for lost overhead and
profit in addition to recovery of the contract price for work actually completed.
       5. The bankruptcy court erred in determining that RFCC was not entitled
to the retainage withheld by Audubon. “Retainage is a portion or percentage of
payments due for the work completed on a contract that is held back until the
entire job is completed satisfactorily.”1 As is typical in construction contracts,2
the agreement between RFCC and Audubon provided for monthly progress
payments and withholding of retainage.
       Under the terms of the contract, RFCC has the right to recover retainage
after termination. Specifically, § 14.1.3 provides:



       1
        Quality Design & Constr., Inc. v. City of Gonzales ex rel. Berthelot, 06-2211, p. 2 n.1
(La. App. 1 Cir. 11/28/07); 977 So. 2d 87, 88 n.1.
       2
           See State v. Laconco, Inc., 430 So. 2d 1376, 1381-82 (La. Ct. App. 1983).

                                                2
    Case: 08-30993 Document: 00511290584 Page: 3 Date Filed: 11/10/2010



                                    No. 08-30993

     If one of the reasons described in Section 14.1.1 or 14.1.2 exists, the
     Contractor may, upon seven days’ written notice to the Owner and
     Architect, terminate the Contract and recover from the Owner
     payment for Work executed and for proven loss with respect to
     materials, equipment, tools, and construction equipment and
     machinery, including reasonable overhead, profit and damages.
Because RFCC properly terminated the contract, this section unequivocally
entitles RFCC to “payment for Work executed,” irrespective of substantial
completion. Therefore, this section allows RFCC to recover the contractually
agreed upon compensation for completed work. Because retainage is simply 5%
of the compensation properly due, the plain language of the provision allows
RFCC to recover retainage. RFCC is entitled to retainage.
                                *        *         *
     REVERSED in part and REMANDED.




                                         3
