                   IN THE COURT OF APPEALS OF TENNESSEE
                                AT JACKSON
                             June 10, 2015 Session

      ANIL CONSTRUCTION INC. v. PATRICK D. MCCOLLUM, ET AL.



                Appeal from the Chancery Court for Madison County

                        No. 67465      William B. Acree, Judge

                        ________________________________

                No. W2014-01979-COA-R3-CV – Filed July 15, 2015

                        _________________________________

This is the second appeal of a case involving the alleged breach of a construction
contract. The plaintiff general contractor hired the defendant subcontractor to build and
install cabinetry for a movie theater. The subcontract provided that the work should be
completed by the date the theater was scheduled to open. However, at the theater‘s
opening, several items remained unfinished. The general contractor refused to pay despite
the subcontractor‘s demand for payment. The general contractor filed suit alleging breach
of contract for failure to complete the project in a timely manner and for defective work.
The subcontractor counterclaimed for breach of contract for failure to pay under the
contract. After a bench trial, the trial court found in favor of the subcontractor and
awarded damages. The general contractor now appeals. Discerning no error, we affirm.


 Tenn. R. App. P. 3 Appeal as of Right; Judgment of the Chancery Court Affirmed

J. STEVEN STAFFORD, P.J., W.S., delivered the opinion of the Court, in which ARNOLD B.
GOLDIN, J., and KENNY ARMSTRONG, J., joined.

Adam M. Nahmias, Memphis, Tennessee, for the appellants, Anil Construction, Inc.

Jon A. York, Jackson, Tennessee, for the appellee, Patrick David McCollum.



                                       OPINION
                                      Background

       This is the second appeal in this case involving an alleged breach of a construction
contract. Accordingly, we take many of the facts from our prior Opinion, Anil
Construction, Inc. v. Patrick D. McCollum, Individually and d/b/a Pat‘s Custom
Cabinets, No. W2013-01447-COA-R3-CV, 2014 WL 3928726 (Tenn. Ct. App. Aug. 7,
2014) (―Anil Construction I‖).
      Ambarish Keshani is in the business of owning and operating movie theaters. Id.
at *2. Mr. Keshani uses his own construction company, Plaintiff/Appellant Anil
Construction, Inc. (―Anil Construction‖) to build the movie theaters. Id. Anil
Construction operates as a general contractor and enters into contracts with
subcontractors to complete various aspects of his theaters. See id.
      As stated in Anil Construction I,
              Mr. Keshani, through Anil Construction, began construction
              on a new movie theater in Jackson, Tennessee, the Cinema
              Planet 10 (―Cinema 10‖). On April 13, 2010, Anil
              Construction executed a contract with subcontractor
              Defendant/Appellee Patrick McCollum, d/b/a Pat‘s Custom
              Cabinets (―Mr. McCollum‖), for Mr. McCollum to build all
              of the cabinetry for the Cinema 10. The contract detailed the
              seven specific areas in Cinema 10 where Mr. McCollum was
              to install cabinets. In return, the parties agreed, Anil
              Construction would pay Mr. McCollum a total contract price
              of $44,650—half ($22,325) upon execution of the contract,
              and the other half 15 days after completion of the cabinet
              project. The contract describes the cabinet work as a ―turn-
              key‖ job, that is, both parties anticipated that the
              subcontractor would complete the entire project. The contract
              also stated that the job needed to be completed by the
              scheduled opening of the theater in June 2010, and that time
              was of the essence:
                     Opening of [the] movie theatre in June, 2010
                     (Tentative date being June 11 but could move
                     one or two weeks) is critical to Anil
                     Construction Inc[.] and Pat‘s Cabinet
                     understands that clearly and agrees to
                     accommodate Anil Construction as needed....
                     Time is of an essence.



                                            2
       Construction of the movie theater did not go as planned. Id. Cinema 10 did not
open in June 2010 as stated in the parties‘ contract. Id. The opening was delayed until
October 1, 2010, for reasons that the parties dispute. Additionally, the cabinetry was not
completed, even at the delayed October 1, 2010, opening of Cinema 10. Regarding this
delay,
             [t]he record contains various email communications between
             the parties regarding the delay. In many of them, Mr. Keshani
             is urging Mr. McCollum to complete the job; in others, Mr.
             McCollum is pressing Mr. Keshani to pay him the balance
             owed on the contract. Mr. Keshani asserted that the delays in
             completion were caused by Mr. McCollum. Mr. McCollum in
             turn maintained that the delays were caused by factors outside
             of his control. Mr. McCollum would later testify at trial that
             the cabinetry work was installed and in use by October 12,
             2010.
             In November 2010, Mr. Keshani sent emails to Mr.
             McCollum accusing him of taking items from the Cinema 10
             that he was not authorized to take.
Id. at *2–*3. In Mr. Keshani‘s email of November 16, 2010, he included a list of fifteen
allegedly defective items (―Items 1 through 15‖) that he asked Mr. McCollum to correct
or complete. As provided in Mr. Keshani‘s email to Mr. McCollum, Items 1 through 15
include:
             (1) Bar back wall shacks [sic] when swing door is used. Still
             does.
             (2) Formica in concession/bar area coming loose at spots.
             (3) Bar top flips still not corrected properly to sit on top of the
             bar counter and now hinges are bent.
             (4) Bar Top flips are not square with bar. Still are not.
             (5) Glass shelf does not support the weight of the liquor
             bottles. Still exist. You are saying to put wood on each side of
             shelf, while your man Jimmy told me, when has was at
             Cinema that, it would not help. He thought the solution was to
             put support in the middle of each shelf. Which one of you is
             correct? We just want it to be able to hold the liquor bottles,
             at the same look good and be practical in use without
             hindrance.


                                             3
             (6) Liquor Cabinet is not level/plum this is evident when
             looking at the mirror on the right side of the cabinet. This
             may be because the back bar top is sagging on the left. Still
             exist.
             (7) White piece of wood is exposed below Formica – close to
             the center. Still exist.
             (8) Foot rail in front of the bar sits off the floor in couple
             places. [S]till exist.
             (9) Formica – many places have damaged edges due to filing
             – poor work. Still exist.
             (10) Waves are evident in the front of concession Formica
             and poor joints. Jimmy put putty in joints but does not match
             with color and in time it will disappear. [N]eeds proper
             solution.
             (11) TV poles are mounted now, but the left one is not sitting
             level and tight on top of counter and sways. This is risky and
             creates liability.
             (12) Still have issues with many cabinet locks.
             (13) Trash can‘s [sic] enclosures sway door does not swing
             properly. Sticks due to clearance.
             (14) Bar front does not have rope light groove at bottom.
             Your offering to hang rope light does not solve the issue.
             There should be groove at bottom, just like at top.
             (15) Concession still dont [sic] have toe kick in front.
Mr. Keshani stated that he would not pay Mr. McCollum until these items were complete.
Additionally, Mr. Keshani
             forbade Mr. McCollum from going onto the theater property
             without arranging it in advance in writing with Mr. Keshani
             personally. Mr. Keshani told Mr. McCollum that he did not
             consider the job to be complete until all of the listed items
             were done, and he made it clear that he would not pay the
             balance of the contracted fee until all of them were resolved.
             In an effort to address their disagreement, Mr. Keshani and
             Mr. McCollum had a face-to-face meeting on November 23,
             2010. It did not go well. Mr. Keshani emphasized the items
                                            4
                that still needed to be resolved, and Mr. McCollum insisted
                on getting payment from Mr. Keshani. According to Mr.
                Keshani, the meeting culminated in Mr. McCollum
                threatening him with bodily harm.
                After that, both sides threatened legal action. On December 1,
                2010, Mr. Keshani emailed Mr. McCollum that he would pay
                Mr. McCollum the contract balance ―[o]nce you complete all
                of the remaining items.‖ The email added: ―This is my final
                attempt before proceeding with legal action . . . .‖ Two days
                later, Mr. McCollum‘s attorney sent Mr. Keshani a letter
                demanding payment under the contract for work completed. If
                Mr. Keshani failed to respond by December 24, 2010, the
                letter said, Mr. McCollum would pursue legal action.
Id. at *2–*3.
        Several months after the theater‘s delayed opening in October, on December 16,
2010, Anil Construction filed suit in the Chancery Court of Madison County against Mr.
McCollum, individually and d/b/a Pat‘s Custom Cabinets. Id. at *3. Anil Construction‘s
complaint alleged that Mr. McCollum failed to complete the cabinets in a timely and
workmanlike manner. Anil Construction sought damages ―in an amount to be proven at
trial.‖ As stated in Anil Construction I:
                Mr. McCollum responded by filing a counterclaim for the
                balance due under the contract. This prompted numerous
                affirmative defenses. Anil Construction‘s initial answer to the
                counterclaim asserted the affirmative defense of first-to-
                breach, claiming that Mr. McCollum was barred from
                recovery because he first breached the contract. Anil
                Construction later amended its answer to the counterclaim to
                include the affirmative defenses of set-off, recoupment, and
                duress. Discovery ensued.
Id. at *3.
       On March 11, 2013, the trial court conducted a bench trial. The trial court heard
testimony from several witnesses, including Mr. Keshani; George Bedocs, a construction
expert; and Mr. McCollum. Mr. Keshani testified first:
                He said that, in the beginning of the Cinema 10 project, he
                worked primarily with Mr. McCollum‘s employee, Jimmy
                Lloyd. Mr. Lloyd assured Mr. Keshani that the cabinets
                would be completed and ready to install by the end of July
                2010. This proved not to be true. The delay with the cabinets,

                                              5
Mr. Keshani said, kept other trades from completing their
portions of the movie theater project, such as the electric
work, the tiling, and the plumbing.
Mr. Keshani testified that, on August 20, 2010, he emailed
Mr. McCollum to relay his concern about the continued
delays. The email stressed that Mr. McCollum‘s tardiness in
completing the cabinetry was ―causing serious delays in our
opening.‖ In his response, Mr. McCollum asked for certain
information from Mr. Keshani, but assured Mr. Keshani that
he would continue to work on the cabinetry ―in full force until
completed.‖ Shortly after that, on August 23, 2010, the parties
signed a ―Memorandum of Understanding‖ that outlined
minor changes to the contract and, consistent with Mr.
McCollum‘s email, said that Mr. McCollum would ―put full
force to complete the job.‖ At that time, Mr. Keshani
testified, the Cinema 10 was ready for installation of the
cabinets. Despite all of this, Mr. McCollum did not complete
the cabinets.
On September 1, 2010, Mr. Keshani emailed Mr. McCollum
to inform him that he planned to open the Cinema 10 on
September 10 and to press him to complete the cabinets. The
email said that, at that stage in construction, Mr. Keshani
―had very large daily interest charges on daily basis, and I
cannot afford delay.‖ A week later, on September 7, Mr.
Keshani sent another email to Mr. McCollum listing the
uncompleted items that were hindering the September 10
theater opening. The missing or incomplete items included
trash cans, a liquor cabinet, a bar counter top, doors for the
bar, and a door for the concession stand. Mr. Keshani testified
that he tried to call Mr. McCollum, to no avail. Mr.
McCollum did not return his telephone calls and did not
respond to his email listing the uncompleted items. The
cabinetry work was not completed and the theater did not
open on September 10.
Mr. Keshani testified that he went to Mr. McCollum‘s cabinet
shop and saw an employee working on a different project.
The employee told Mr. Keshani that Mr. McCollum had
instructed him to work on the other customer‘s job. On
another occasion, Mr. Keshani said, when Mr. McCollum had
assured him that he was working on the Cinema 10 project,


                              6
                Mr. Keshani went to the cabinet shop to check[,] and Mr.
                McCollum turned Mr. Keshani away at the door.
                Finally, despite the fact that the cabinetry was still not
                complete, Mr. Keshani opened the Cinema 10 on October 1,
                2010. In an October 6, 2010 email to Mr. McCollum, Mr.
                Keshani confirmed their telephone conversation in which Mr.
                Keshani agreed to pay $200 for a television mount and Mr.
                McCollum agreed to complete the installation of the cabinets
                by October 12, 2010. October 12 came and went, Mr.
                Keshani said, and the cabinet work was not completed.
                Over the next few weeks, Mr. Keshani said, Mr. McCollum‘s
                employees worked at the Cinema 10 for brief periods,
                addressing the unresolved cabinet work. In the course of
                doing so, Mr. McCollum‘s employees took necessary items
                out of the movie theater, ostensibly to work on them. The
                items taken out of the theater included trash cans, steel poles,
                and glass doors. All the while, the Cinema 10 was in
                operation.
                Mr. Keshani testified that he refused to pay Mr. McCollum
                the remainder of the contract price because he did not
                complete the job. On November 15, 2010, Mr. Keshani sent
                an email to Mr. McCollum listing 15 items that would have to
                be resolved before he would consider the job complete. This
                email was entered into evidence as Exhibit 21. Item number
                15 on the list said that the cabinetry on the concession stand
                did not have a toe kick on the customer side.1 Mr. Keshani
                acknowledged that the contract did not mention a toe kick,
                but insisted that toe kicks are standard in the industry for that
                type of cabinet and should have been included in the Cinema
                10‘s concession stand. He said that he had never seen a
                concession stand without a toe kick in the front and in the
                back as well. Referring to the list of uncompleted items in
                Exhibit 21, the trial judge asked Mr. Keshani, ―Is this
                basically a punch list or is this items that have not been done
                at all?‖ Mr. Keshani responded, ―[I]t includes both.‖



1
  A ―toe kick,‖ also called a ―toe space,‖ is a four-to six-inch gap at the bottom of a cabinet, at the floor
level. The toe kick allows a person to stand next to the cabinet without hitting their toes on the cabinet, by
giving room for the person‘s toes to go into the space under the cabinet.


                                                      7
                  Mr. Keshani testified about his November 23, 2010 meeting
                  with Mr. McCollum, in which they discussed the list of 15
                  unresolved items. Mr. McCollum told him that, in order to put
                  a toe kick in the Cinema 10 concession stand, he would have
                  to remove the concession stand from the theater premises. At
                  the conclusion of the meeting, Mr. Keshani perceived that
                  Mr. McCollum took a picture of Mr. Keshani with his cell
                  phone. When Mr. Keshani asked him what he was doing, Mr.
                  McCollum replied, ―Well, you‘ll find out.... [M]aybe you‘ll
                  never find out, you‘ll never be around to find out or
                  something like that.‖ Mr. Keshani took that as a threat.
                  After the November 2010 meeting, Mr. Keshani said, neither
                  Mr. McCollum nor his employees came back to the Cinema
                  10 project. The next communication Mr. Keshani received
                  was the December 2010 letter from Mr. McCollum‘s attorney
                  demanding payment.
Id. at *3–*5.
               After Mr. Keshani‘s testimony, he called construction expert George
Bedocs to testify.2 Mr. Bedocs testified that he had viewed Mr. McCollum‘s cabinetry
work at Cinema 10. Id. at *5. He generally corroborated Mr. Keshani‘s testimony that all
of the 15 items on the Exhibit 21 list needed to be completed. Mr. Bedocs estimated that
it would cost approximately $17,050.00 to complete or repair these items. He did not,
however, break out the cost of adding a toe kick to the front part of the concession stand,
but he stated that the cost of this repair comprised most of the total $17,050.00 amount.
Id. at *5–*6. He further opined that Mr. McCollum‘s work at Cinema 10 did not conform
to industry standards in the community. Id. at *6.
          Thereafter,
                  Mr. McCollum testified on his own behalf. He conceded that
                  time was of the essence on the cabinetry work for the Cinema
                  10, as stated in the parties‘ contract. He claimed, however,
                  that completion of the cabinetry for the movie theater was
                  delayed by some of Mr. Keshani‘s changes, and he said that
                  he did not always have all of the necessary information from
                  Mr. Keshani. Mr. McCollum also said generally that the work
                  of some of the other trades in the Cinema 10 delayed
                  completion of the cabinets; he did not specify dates or
                  estimate the amount of delay caused by others.


2
    Mr. Bedocs was tendered as an expert in construction, but not cabinetry.
                                                      8
             Mr. McCollum said that, once Mr. Keshani decided that he
             only wanted to interface with Mr. McCollum by email, it
             became difficult for them to communicate because Mr.
             McCollum was rarely at his computer. When he did speak to
             Mr. Keshani, Mr. McCollum testified, he assured Mr.
             Keshani that he was willing to resolve the 15 items on Mr.
             Keshani‘s list. Initially, Mr. McCollum said that Mr. Keshani
             would not let him on the Cinema 10 property to complete the
             15 unresolved items. Later in his testimony, Mr. McCollum
             clarified that Mr. Keshani allowed him on the theater property
             during the project, but after the November 23, 2010 meeting,
             Mr. McCollum‘s attorney advised him not to go back to the
             project site. Mr. McCollum denied Mr. Keshani‘s claim that
             he threatened Mr. Keshani at the November 23, 2010
             meeting, and added that Mr. Keshani was paranoid.
             Mr. McCollum maintained that toe kicks are not standard for
             all types of cabinetry. However, he acknowledged in his
             testimony that he was obligated to resolve the 15 items listed
             in Mr. Keshani‘s email and had agreed to do so. He also
             conceded that, by the time of his November 23, 2010 meeting
             with Mr. Keshani, the 14 other items on the list were not
             completed. After discussing what he would need to do to fix
             or complete the other items listed in Mr. Keshani‘s email, Mr.
             McCollum said that it would cost him ―around $1200‖ in
             labor to resolve those items.
Id. at *6.
     At the conclusion of the trial, the trial court orally ruled in favor of Mr.
McCollum, finding
             that the Cinema 10 movie theater did not open until October
             1, 2010, and that the delay in opening was ―caused by a . . .
             number of reasons. [The delays] were caused by the plans
             being incomplete, by the weather, according to the Plaintiff,
             by actions or inactions of other subcontractors, and to some
             degree by the Plaintiffs.‖ It found that Mr. McCollum‘s fault
             in the delays ―was minimal in the Court‘s opinion, thus, the
             Court finds that the Defendant did not breach the contract by
             failing to timely fulfill his obligations under the contract.‖
             The trial court held that Mr. McCollum ―has substantially
             complied with the contract and has not breached the
             contract.‖

                                           9
              The trial court also noted that the 15 items set forth in Exhibit
              21 ―have not been repaired for the most part.‖ Referring to
              items 1 through 14 on Exhibit 21, the trial court found, ―the
              problems can be repaired or fixed in a short time frame and at
              a relatively small cost.‖ It found specifically that, as of the
              time of trial, the repairs had not been made to these items
              ―because of disagreement between the parties.‖ As to the last
              item on the list, the toe kick, the trial court held that Mr.
              McCollum ―did not breach the contract by failure to install
              the toe kick as he was not required to do so under the
              contract.‖
              The trial court then awarded damages to Mr. McCollum. It
              observed that Mr. Keshani had ―not presented a precise
              amount for repair or correction of Items 1 through 14,‖ and
              that Mr. McCollum‘s estimate for the repair of those 14 items
              was $1,200. Based on this, the trial court awarded Mr.
              McCollum damages in the amount he requested, $24,463 less
              the $1,200 he estimated it would cost him to resolve items 1
              through 14, for a total award of $23,263. The trial court also
              awarded prejudgment interest to Mr. McCollum at a rate of
              10% from December 24, 2010, the deadline Mr. McCollum
              had established for payment in his December 2010 demand
              letter to Mr. Keshani.
Id. at *6–*7. The trial court entered its written order on May 22, 2013. The written order
did not incorporate the earlier oral ruling by reference, nor did it recount any of the trial
court‘s oral findings. The May 22, 2013, written order only provides the following:
                     The Court finds that McCollum performed the
                     contract in accordance with the agreement of
                     the parties and did not breach the contract. The
                     Court finds that Anil [Construction] breached
                     the contract by failing to pay the balance of the
                     contract price owed to McCollum in the amount
                     of $23,263.00.
              The trial court ordered Anil Construction to pay Mr.
              McCollum damages in the amount of $23,263, plus
              prejudgment interest ―from and after the date of December
              24, 2010....‖ . . . .
Id. at *6.


                                             10
       On June 19, 2013, Anil Construction appealed the trial court‘s final judgment to
this Court. This Court issued an order on October 1, 2013, stating that the trial court‘s
May 22, 2013, was not a final appealable order because it did not dispose of Mr.
McCollum‘s counterclaim, his request for attorney fees, or his motion for an award of
discretionary costs. Consequently, on October 7, 2013, the trial court entered a
Supplemental Final Judgment rejecting Mr. McCollum‘s counterclaim for attorney fees
and expenses. Upon entry of the Supplemental Final Judgment, this Court proceeded to
review the merits of the appeal in Anil Construction I.
       However, this Court concluded that the trial court‘s findings of fact and
conclusions of law were insufficient. Specifically, we instructed the trial court ―to issue
detailed findings of fact and conclusions of law to both the complaint and the counter-
complaint, and to address each party‘s affirmative defenses.‖ Id. at *12.
       Pursuant to this directive, the trial court entered an Amended Judgment on August
26, 2014. In the Amended Judgment, the trial court found that the subcontract stated that
―it was a ‗turn key‘ job, but [the subcontract] did not define that term.‖ The trial court
then provided a dictionary definition for the term ―turn key,‖ and determined that Anil
had breached the contract by refusing to pay McCollum. The Amended Judgment
provides:
              Shortly after the theater opened, Anil raised several items to
              McCollum that it contended needed to be repaired or
              completed. Over the next two months, McCollum performed
              additional services in an effort to address Anil‘s complaints;
              however, Anil persisted in its claims that the contracted work
              was incomplete and not performed in a workman-like
              manner. Ultimately, McCollum‘s counsel sent Anil a letter
              dated December 3, 2010 demanding that the remaining
              balance due under the contract be paid no later than
              December 24, 2010.
The trial court determined that, although construction was undisputedly delayed, the
delay was not solely the fault of Mr. McCollum. Instead, the trial court found that
unfavorable weather, the delays of other subcontractors, and Mr. Keshani‘s many
requests caused much of the delay. Thus, the trial court found that Mr. McCollum did not
breach the contract by failing to timely complete his obligations.
        The trial court next addressed Anil Construction‘s claim that Mr. McCollum‘s
work was defective or otherwise unworkman-like. Although Anil Construction contended
that Items 1 through 14 required repairs by Mr. McCollum, and Mr. McCollum agreed,
the trial court found that Mr. McCollum substantially complied with the contract and that
he did not have an opportunity to fix these items because he was refused access to the
premises. Further, regarding Item 15, the toe kick, the trial court found that Mr.
McCollum did not breach the contract by failing to install the toe kick in the front side of
                                            11
the concession stand because the contract did not require him to do so. The trial court
noted that the parties also entered into a modification of their original contract, which
changed the scope of Mr. McCollum‘s work. The modifications resulted in an increased
remaining balance of $24,496.33 (half of original contract price of $22,325.00 plus
$2,171.33 for additional work) that Anil Construction agreed to pay Mr. McCollum.
Despite the modification to the subcontract, the trial court found that Mr. McCollum had
substantially completed his contractual obligations. However, because Mr. McCollum
estimated $1,200.00 to complete or repair Items 1 through 14, the trial court found that
the judgment in favor of Mr. McCollum should be set off in the amount of $1,200.00.
     On September 25, 2014, Anil Construction appealed the trial court‘s Amended
Judgment.3
                                                   Issues
        Anil Construction raises two issues on appeal, which are taken from its brief:
                 [1.] Whether the Trial Court erred by failing to issue detailed
                 findings of fact and conclusions of law as to all claims,
                 counterclaims and affirmative defenses in the Amended
                 Judgment as rendered subsequent to remand.
                 [2.] Whether the preponderance of the evidence supports the
                 conclusions set forth in the Amended Judgment.
                                          Standard of Review
       The trial court heard this case sitting without a jury. Accordingly, we review the
trial court‘s findings of fact de novo with a presumption of correctness, unless the
evidence preponderates otherwise. Tenn. R. App. P. 13(d). No presumption of
correctness, however, attaches to the trial court‘s conclusions of law and our review is de
novo. Blair v. Brownson, 197 S.W.3d 681, 684 (Tenn. 2006) (citing Bowden v. Ward, 27
S.W.3d 913, 916 (Tenn. 2000)).
       Additionally, the trial court‘s findings on credibility, whether express or implicit,
are entitled to great deference on appeal. See Taylor v. McKinnie, No. W2007–01468–
COA–R3–JV, 2008 WL 2971767, at *4 (Tenn. Ct. App. Aug. 5, 2008). Where the trial
court‘s factual determinations are based on its assessment of witness credibility, this
Court will not reevaluate that assessment absent clear and convincing evidence to the
contrary. Franklin Cnty. Bd. of Educ. v. Crabtree, 337 S.W.3d 808, 811 (Tenn. Ct. App.
2010) (citing Jones v. Garrett, 92 S.W.3d 835, 838 (Tenn. 2002)).



3
 This Court entered an Order consolidating the record from Anil Construction I with the record from the instant
appeal on November 24, 2014.

                                                     12
                                                    Discussion
                        Rule 52.01 Findings of Fact and Conclusions of Law
       We begin with Anil Construction‘s argument that the trial court erred by failing to
comply with this Court‘s directive in Anil Construction I to make sufficient findings of
fact and conclusions of law. Specifically, we instructed the trial court to make findings of
facts and conclusions of law as to both the complaint and counter-complaint, and to
address each party‘s affirmative defenses.‖ Anil Construction I, at *12. Anil
Construction alleges several deficiencies with respect to the trial court‘s order, including:
(1) that the trial court failed to address the parties‘ modifications to the contract, (2) that
the trial court failed to address Anil Construction‘s affirmative defenses of set-off,
recoupment, and duress, (3) that the trial court failed to explain how the contract should
be interpreted, and (4) that the trial court failed to address the issues of breach and
material breach.
       Before we can address Anil Construction‘s concern, some background on Rule
52.01 findings of facts and conclusions of law is helpful. Effective July 1, 2009, Rule
52.01 of the Tennessee Rules of Civil Procedure provides:
                  In all actions tried upon the facts without a jury, the court
                  shall find the facts specially and shall state separately its
                  conclusions of law and direct the entry of the appropriate
                  judgment. . . . If an opinion or memorandum of decision is
                  filed, it will be sufficient if the findings of fact and
                  conclusions of law appear therein. Findings of fact and
                  conclusions of law are unnecessary on decisions of motions
                  under Rules 12 or 56 or any other motion except as provided
                  in Rules 41.02 and 65.04(6).
Tenn. R. Civ. P. 52.01 (emphasis added).4 This Court has previously held that the
requirement to make findings of fact and conclusions of law is ―not a mere technicality.‖
In re K.H., No. W2008-01144-COA-R3-PT, 2009 WL 1362314, at *8 (Tenn. Ct. App.
May 15, 2009).
       Instead, the requirement serves the important purpose of ―facilitat[ing] appellate
review and promot[ing] the just and speedy resolution of appeals.‖ Id.; White v. Moody,
171 S.W.3d 187, 191 (Tenn. Ct. App. 2004); Bruce v. Bruce, 801 S.W.2d 102, 104
(Tenn. Ct. App. 1990). The Tennessee Supreme Court recently explained that Rule 52.01
findings and conclusions serve three important purposes:


4
  Prior to July 1, 2009, trial courts were only required to make specific findings of fact and conclusions of law ―upon
request made by any party prior to the entry of judgment.‖ See Poole v. Union Planters Bank N.A., No. W2009-
01507-COA-R3-CV, 337 S.W.3d 771, 791 (Tenn. Ct. App. 2010) (noting the amendment). However, the current
version of Rule 52.01 requires the court to make these findings regardless of a request by either party. Id.

                                                         13
                     First, findings and conclusions facilitate appellate
             review by affording a reviewing court a clear understanding
             of the basis of a trial court‘s decision. See Estate of Bucy v.
             McElroy, No. W2012-02317-COA-R3-CV, 2013 WL
             1798911, at *3–4 (Tenn. Ct. App. Apr. 26, 2013) (noting that
             the Rule 52.01 requirement facilitates appellate review);
             Hardin v. Hardin, No. W2012-00273-COA-R3-CV, 2012
             WL 6727533, at *5 (Tenn. Ct. App. Dec. 27, 2012) (same);
             In re K.H., No. W2008-01144-COA-R3-PT, 2009 WL
             1362314, at *8 (Tenn. Ct. App. May 15, 2009) (recognizing
             that without findings and conclusions appellate courts are left
             to wonder about the basis of a trial court‘s decision); In re
             M.E.W., No. M2003-01739-COA-R3-PT, 2004 WL 865840,
             at *19 (Tenn. Ct. App. Apr. 21, 2004 (same); 9C [Charles A.
             Wright et al.,] Federal Practice and Procedure § 2571, at 219
             [(3d ed. 2005)] [hereinafter 9C Federal Practice and
             Procedure] (recognizing that specific findings by the trial
             court facilitate appellate review). Second, findings and
             conclusions also serve ―to make definite precisely what is
             being decided by the case in order to apply the doctrines of
             estoppel and res judicata in future cases and promote
             confidence in the trial judge‘s decision-making.‖ 9C Federal
             Practice and Procedure § 2571, at 221–22. A third function
             served by the requirement is ―to evoke care on the part of the
             trial judge in ascertaining and applying the facts.‖ Id. at 222.
             Indeed, by clearly expressing the reasons for its decision, the
             trial court may well decrease the likelihood of an appeal.
             Hardin, 2012 WL 6727533, at *5.

Lovelace v. Copley, 418 S.W.3d 1, 34–35 (Tenn. 2013). ―Without such findings and
conclusions, this court is left to wonder on what basis the court reached its ultimate
decision.‖ In re K.H., 2009 WL 1362314, at *8 (quoting In re M.E.W., No. M2003-
01739-COA-R3-PT, 2004 WL 865840, at *19 (Tenn. Ct. App. Apr. 21, 2004)).

        Rule 52.01 findings are particularly important in cases involving construction
contracts. See generally Lake v. Haynes, No. W2010–00294–COA–R3–CV, 2011 WL
2361563 (Tenn. Ct. App. June 9, 2011). In Lake, the court remanded the case for findings
of fact and conclusions of law, stating that

             construction cases rarely lend themselves to a global finding
             that one party or the other was entirely at fault; frequently the
             quality of the construction may be in compliance with the
             applicable standards in some respects but not in others, and

                                            14
              the oral communications over the course of the construction
              can lead to an array of misunderstandings and differing
              accounts of events.

Lake, 2011 WL 2361563, at *5. Similarly, in John Allen Construction, LLC v.
Hancock, No. W2004-02920-COA-R3-CV, 2006 WL 473732 (Tenn. Ct. App. Mar. 1,
2006), this Court remanded a case based on several deficiencies in the trial court‘s order:

              Neither the voluminous transcript nor the technical record
              include any explanation of the trial court‘s determinations of
              credibility, its factual findings on the numerous allegations of
              material breaches or substantial defects in the construction, its
              factual findings on the necessity of remedial measures or
              amounts expended to complete the construction or address
              various alleged problems with the structural integrity of the
              home. There are no factual findings on the issues regarding
              the status of John Allen Construction‘s license or the
              ramifications of any such licensing issues, and no factual
              findings regarding the alleged ―cap‖ in the contract price to
              which the parties purportedly agreed. We note that the final
              order states that John Allen Construction is ―due an unpaid
              bill‖ from the Hancocks ―in the amount of $71,092.00,‖ and
              that this amount correlates with the amount sought by John
              Allen Construction in its original complaint. Apart from that,
              it is not possible to discern the basis on which the trial court
              calculated its award of damages.

Id. at *5 (emphasis added). The John Allen Court found that it was left with little choice
but to vacate the trial court‘s judgment and remand the case for findings of fact and
conclusions of law sufficient for the appellate court to review the calculation of damages
and other issues raised on appeal by both parties. Id. at *6. With the foregoing guidance
in mind, we address Anil Construction‘s alleged deficiencies in the trial court‘s order.

       We have thoroughly reviewed the trial court‘s Amended Judgment in this case and
Anil Construction‘s argument regarding its perceived deficiencies. Although the
Amended Judgment is not as detailed as Anil Construction would prefer, our review
demonstrates that the findings of fact and conclusions of law in the Amended Judgment
are sufficient to facilitate appellate review. To this end, we turn to the language in the
Amended Judgment.

       We begin with the findings of fact and conclusions of law in the Amended
Judgment as they pertain to breach. The trial court specifically found that Mr. McCollum
did not breach the original contract or its subsequent modifications for any alleged failure

                                             15
to timely complete his work because ―the delays were caused by a number of reasons.
They were caused by the plans being incomplete, by the weather, by actions or inactions
of other subcontractors, and by [Anil Construction].‖ Notably, the trial court‘s order
included specific credibility findings regarding Mr. Keshani‘s testimony. To this end, the
trial court stated that it found that Mr. Keshani was not a credible witness and rejected his
testimony. Although the trial court did not explicitly state it did not credit Mr. Keshani‘s
testimony concerning external delays, we can infer that the trial court did not believe his
testimony because the trial court rejected the testimony as a whole. The record is devoid
of any clear and convincing evidence demonstrating why the trial court erred in its
credibility finding; and thus, we will not reevaluate its credibility assessment. Franklin
Cnty. Bd. of Educ., 337 S.W.3d at 811. Additionally, the trial court concluded that Mr.
McCollum did not breach the contract for any allegedly defective work, explaining that
Cinema 10 had been operating with the defects and that Mr. McCollum was prohibited
from entering the premises.

        The trial court‘s order also addresses the toe kick, listed as Item 15 on Mr.
Keshani‘s email to Mr. McCollum. The trial court found that, ―Neither the contract nor
the plans called for the installation of a toe kick at this place.‖ Accordingly, the trial court
found that Mr. McCollum did not breach the contract by failing to install one because he
was not required to do so under the contract or any subsequent modification. We further
note that George Bedocs, the construction expert, opined that it would cost approximately
$17,050.00 to repair or complete Items 1 through 15. However, he also testified that the
cost to add the toe kick comprised most of his $17,050.00 estimate, but he did not break
out the cost of adding the toe kick. Thus, he did not offer a clear estimate as to the repair
or completion of only Items 1 through 14. As evidenced in the Amended Judgment, the
trial court, accordingly, rejected Mr. Bedocs‘ testimony because it did not include an
estimate pertaining to only Items 1 through 14, the only items the trial court found Mr.
McCollum was obligated to correct. The trial court credited Mr. McCollum‘s estimate of
$1,200.00 to repair Items 1 through 14.

        We next turn to the trial court‘s calculation of damages. The trial court‘s order
states that Anil Construction promised to pay Mr. McCollum $44,650.00 total—one-half
due when the parties entered the contract and one-half due upon Mr. McCollum‘s
completion of the work. Thus, at the time of trial, the court found that $22,325.00 of the
original contract price was still owed to Mr. McCollum. However, the trial court notes
that the modifications altered both Mr. McCollum and Anil Construction‘s obligations:
―[S]everal changes were made to the scope of McCollum‘s work and the parties agreed
that these changes increased the remaining balance to $24,296.33.‖ Still, the trial court
found that, because Mr. McCollum had substantially complied with the original contract
and its modifications, Anil Construction‘s failure to issue payment resulted in a breach.
Accordingly, the trial court awarded damages in the remaining contractual amount of
$24,263.00 less the $1,200.00 that Mr. McCollum estimated to complete Items 1 through
14. Thus, the reduction of the judgment in favor of Mr. McCollum by $1,200.00

                                              16
addresses the affirmative defenses of set-off and recoupment. In reaching this number,
the trial court specifically found that ―Anil [Construction] has not presented a precise
amount for repair or correction of Items 1 through 14. McCollum‘s estimate was
$1,200.00.‖ Further, as previously stated, the trial court simply did not credit the entirety
of Mr. Keshani‘s testimony, which includes his testimony as to any damages he was
entitled to recoup.5

       With regard to Anil Construction‘s affirmative defenses of unclean hands and
duress, the trial court‘s credibility findings sufficiently address those issues. The majority
of the evidence presented regarding the affirmative defenses came through the testimony
of Mr. Keshani, which the trial court did not credit. From the trial court‘s order, we can
discern that the trial court simply did not credit Mr. Keshani‘s allegations that Mr.
McCollum had threatened him. Accordingly, bearing in mind that the order must be
sufficient to facilitate appellate review, we must conclude that the trial court has
adequately addressed Anil Construction‘s affirmative defenses through its credibility
findings of Mr. Keshani.

      Based on the foregoing, we conclude that the trial court‘s findings of fact and
conclusions of law within its Amended Judgment are sufficient.

                                            Preponderance of the Evidence

       The second aspect of Anil Construction‘s argument on appeal concerns whether
the evidence preponderates against the trial court‘s findings and conclusions in its
Amended Judgment. Because this case was tried by the court, sitting without a jury, we
review the factual issues de novo upon the record with a presumption of correctness.
Tenn. R. App. P. 13(d). Unless the evidence preponderates against the trial court‘s
findings, we must affirm, absent error of law. Id. In order for the evidence to
preponderate against the trial court‘s findings, it must support another finding of fact with


5
  The testimony on Anil Construction‘s damages requires some clarification. In its complaint, Anil Construction
states that it is seeking damages in an amount to be proven at trial. Mr. Keshani testified briefly about his lost profits
from the concessions stand because of the delays. The trial court asked counsel for Anil Construction whether it was
seeking damages relating to lost revenues. Counsel stated,

                  With respect to lost profit analysis, no, Your Honor, we‘re not here to tell - - talk
                  about lost profits. What we are saying, the job was delayed, he lost revenues as a
                  result of those delays. But as far as the lost profits, that‘s not what we‘re here to
                  do.

In other words, Anil Construction only sought damages stemming directly from the breach of contract, but it did not
seek consequential damages. Despite seeking damages only for damages stemming from the alleged breach, Anil
Construction failed to provide a definite amount of the cost to fix Items 1 through 14, either through his own
testimony or his expert‘s testimony.


                                                           17
greater convincing effect. Walker v. Sidney Gilreath & Assocs., 40 S.W.3d 66, 71 (Tenn.
Ct. App. 2000).
        Anil Construction argues that the preponderance of the evidence does not support
the findings and conclusions in the Amended Judgment. Specifically, Anil Construction
argues that the preponderance of the evidence demonstrates that Mr. McCollum was the
first to breach the contract, and therefore, should not be able to recover damages. Anil
Construction contends that it repeatedly put Mr. McCollum on notice of the alleged
defective work and gave him an opportunity to fix it. Accordingly, it contends that Mr.
McCollum breached the parties‘ contract when he ―voluntarily cho[]se not to complete
his work.‖
       For its argument, Anil Construction relies on McClain v. Kimbrough
Construction Co., 806 S.W.2d 194 (Tenn. Ct. App. 1990). McClain involved a
construction contract between a general contractor and a brick mason. The brick mason
sued the general contractor, alleging breach of contract because the general contractor
unilaterally terminated the contract before the work was complete. The brick mason
sought to recover its lost profits. The general contractor counterclaimed, alleging that the
brick mason‘s work was defective. Id. at 196.
       In analyzing the parties‘ claims that each other‘s conduct amounted to a material
breach, McClain Court addressed the factors to consider when determining whether a
party‘s failure to perform is material:
              (a) the extent to which the injured party will be deprived of
              the benefit which he reasonably expected;
              (b) the extent to which the injured party can be adequately
              compensated for the part of that benefit of which he will be
              deprived;
              (c) the extent to which the party failing to perform or to offer
              to perform will suffer forfeiture;
              (d) the likelihood that the party failing to perform or to offer
              to perform will cure his failure, taking account of all the
              circumstances including any reasonable assurances;
              (e) the extent to which the behavior of the party failing to
              perform or to offer to perform comports with standards of
              good faith and fair dealing.

Id. at 199 (citing Restatement (Second) of Contracts § 241 (1979)). Applying the above
factors, the court in McClain determined that the deficiencies in the brick mason‘s work
were not material. Ultimately, the trial court found in favor of the brick mason, and we
affirmed. The McClain Court held that the general contractor ―had a duty to give [the
brick mason] notice and a reasonable opportunity to correct its defective work before
terminating the contract. [The general contractor‘s] failure to give [the brick mason]

                                            18
notice constitutes a material breach.‖ Id. at 198–99. Thus, the general contractor had an
obligation to put the brick mason on notice of the alleged defects and permit the brick
mason an opportunity to correct them. Accordingly, the general contractor was the
breaching party. Anil Construction contends that, because it put Mr. McCollum on notice
of the alleged defects in his work, it did not breach the contract. Instead, it asserts that
Mr. McCollum breached when he allegedly refused to correct his work.

       On the contrary, Mr. McCollum asserts that the preponderance of the evidence
supports the trial court‘s conclusion that he substantially complied with the contract and
did not commit a material breach. Mr. McCollum‘s argument is two-fold. First, he asserts
that did not breach the contract because the evidence demonstrates that a variety of
factors, including Mr. Keshani‘s own actions, caused the delays in construction. Second,
any alleged breach or defective work was not material because the defective items
amounted to punch list items, which were easily remedied, and cannot form the basis of a
material breach.

       Upon a thorough review of the record, we cannot conclude that the evidence
preponderates against the trial court‘s findings and conclusions concerning both breach
and the materiality of breach. Regarding Anil Construction‘s assertions of allegedly
untimely performance, the evidence does not preponderate against the trial court‘s
finding that the cause of the delays was outside of Mr. McCollum‘s control.6 We note
again that the trial court simply did not credit Mr. Keshani‘s testimony, including his
testimony concerning the delays. On the other hand, the testimony of Mr. McCollum
clearly demonstrates that his work was delayed for various reasons, including Mr.
Keshani‘s delay in providing information regarding the coloring of the cabinetry, Mr.
Keshani‘s changes to the original plans, Mr. Keshani‘s failure to provide details
regarding certain aspects of the project, and delays caused by other subcontractors. Thus,
we cannot conclude that the evidence preponderates against the trial court‘s findings that
Mr. McCollum did not breach the contract by failing to timely complete his work.

       Further, regarding its argument that Mr. McCollum breached the contract based on
allegedly defective workmanship, Anil Construction argues that Mr. McCollum
essentially abandoned the project. It contends that the allegedly incomplete or defective
items amounted to a material breach on behalf of Mr. McCollum. The items listed as
allegedly incomplete or defective, Items 1 through 15, constitute a ―punch list,‖ and were
referred to as a punch list by Mr. Keshani in his email to Mr. McCollum. Construction
defects that constitute a punch list typically do not amount to a breach of contract.
Madden, 315 S.W.3d at 825 (―We find no indication that Madden Phillips breached the
contract with respect to the normal punch-list items discovered by Germantown during its

6
  Although we note that the contract contained a provision stating that time was of the essence, Tennessee law
provides that a party to a contract may not terminate a contract and sue for breach when that party caused the delay
of performance. Madden Phillips Constr., Inc. v. GGAT Dev. Corp., 315 S.W.3d 800, 818–19 (Tenn. Ct. App.
2009).

                                                        19
inspections.‖). Nothing in the record preponderates against the trial court‘s conclusion
that Mr. McCollum substantially complied with the contract by installing the cabinets
because the remaining items were merely punch list items that did not constitute a breach
of the contract.

      However, even assuming these punch list items did amount to a breach, such a
breach was not material. This Court has stated that:

              [I]f the prior breach of such a contract was slight or minor, as
              opposed to material or substantial, the nonbreaching party is
              not relieved of his or her duty of performance, although he or
              she may recover damages for the breach. In what is
              essentially a variation on the above rule, some courts have
              indicated that a breach of contract which is only ―partial,‖ as
              opposed to ―total,‖ will not relieve the other party from his or
              her obligation to perform.

Peoples Bank v. Lacy, No. E2011-01489-COA-R3CV, 2012 WL 1664008, at *5 (Tenn.
Ct. App. May 14, 2012) (citing 14 Williston on Contracts § 43:5). Here, the evidence at
trial demonstrated that Cinema 10 was still able to open, albeit delayed, and operate as a
movie theater. Notably, many of the allegedly defective items were in use at the time of
trial, including the cabinetry. Further, according to the only testimony on this issue, Items
1 through 14 amounted to only approximately $1,200.00 in work to complete. Under the
particular circumstances of this case, a punch list totaling $1,200.00 of unfinished work is
not a material breach of contract worth more than $44,000.00. Pursuant to the reasoning
in Peoples Bank, Anil Construction was not relieved of its contractual obligation to remit
payment to Mr. McCollum, despite minor issues with his work, because the punch list
items were not a material breach. Anil Construction, however, was entitled to recover
damages from the breach by Mr. McCollum concerning Items 1 through 14. To this end,
the trial court credited Mr. McCollum‘s testimony that it would cost approximately
$1,200.00 to correct these items and deducted that amount from Mr. McCollum‘s total
award. Accordingly, we cannot conclude that the evidence preponderates in favor of Anil
Construction‘s argument that Mr. McCollum‘s breach was material and that it was
entitled to forego payment of the remainder of the contract price.

                                        Conclusion
       The judgment of the Madison County Chancery Court is affirmed, and this cause
is remanded to the trial court for all further proceedings as may be necessary and are
consistent with this Opinion. Costs of this appeal are taxed to the appellant, Anil
Construction, Inc., and its surety.




                                             20
     _________________________________
     J. STEVEN STAFFORD, JUDGE




21
