                   ARMED SERVICES BOARD OF CONTRACT APPEALS

    Appeals of -                                  )
                                                  )
    Nassar Group International                    )      ASBCA Nos. 58451, 59465, 59701
                                                  )
    Under Contract No. W917PM-07-C-0085           )

    APPEARANCE FOR THE APPELLANT:                        Francisco Escalante, Esq.
                                                          Escalante Yormack Law, PLLC
                                                          Miami, FL

    APPEARANCES FOR THE GOVERNMENT:                       Michael P. Goodman, Esq.
                                                           Engineer Chief Trial Attorney
                                                        . James D. Stephens, Esq.
                                                          Tania Wang, Esq.
                                                           Engineer Trial Attorneys
                                                           U.S. Army Engineer District, Middle East
                                                           Winchester, VA

                OPINION BY ADMINISTRATIVE JUDGE SWEET
     ON THE PARTIES' MOTIONS FOR SUMMARY JUDGMENT AND IN LIMINE

            These appeals involve disputes arising out of a contract between the Army
    Corps of Engineers (Corps or government) and appellant Nassar Group International
(
    to design and build a garrison in Afghanistan. The government claims that appellant
    used defective concrete, and that its failure to install ground conductors was a latent
    defect. Appellant claims that it is entitled to an equitable adjustment for increased
    costs it allegedly incurred due to tax exemption and customs delays, security and
    political delays, and weather delays.

           Appellant has filed four motions in limine. In the first motion in limine,
    appellant moves to exclude evidence relating to the allegedly defective concrete on
    spoliation grounds. Appellant argues that the government destroyed concrete samples
    during testing. We deny appellant's first motion in limine because other samples were
    available.

           In its second motion in limine, appellant seeks to exclude evidence about th~
    ground conductors. Appellant argues that the .government knowingly accepted
    appellant's use of an alternative system. We deny appellant's second motion in limine
    because there is a genuine dispute as to whether the government knowingly accepted
    appellant's use of an alternative system;
        In its third motion in limine, appellant seeks to have us deem its request for
admissions (RF As) admitted. Appellant argues that the government failed to provide a
response to the RF As within 45 days of service. We deny appellant's third motion in
limine because appellant did not serve the RF As on time, many RF As seek st.atements
of opinion or law, and appellant did not suffer any prejudice from the government's
late responses.

       In its fourth motion in limine, appellant seeks for us to take judicial notice of
certain facts. We deny appellant's fourth motion in limine in part, and grant it in part.

       Appellant then moves for summary judgment on the government's claims.
Appellant argues that, if we grant its first three motions in limine, that would leave no
genuine issue of material fact, and appellant would be _entitled to judgment as a matter
oflaw. We deny appellant's motion for summary judgment on the government's
claims because we deny appellant's first three motions in limine.

        Appellant also moves for summary judgment on its claims. Appellant argues
that, if we grant its third motion in limine, then the deemed RF A admissions would
leave no genuine issues of material fact, and it would be entitled to judgment as a
matter of law. Appellant further argues that it was impossible to complete the contract
within the period of performance. We deny appellant's motion for summary judgment
on its claims because we deny its third motion in limine, and we do not possess
jurisdiction over its impossibility claim.

       Lastly, the government moves for summary judgment on appellant's claims.
The government argues that appellant is not entitled to an equitable adjustment for the
increased costs resulting from purported delays because the government did not cause
some delays, various contract clauses preclude an equitable adjustment, appellant
could have avoided those costs, the government's acts were sovereign acts, and
appellant has not submitted a Critical Path Method (CPM) analysis. We deny the
government's motion for summary judgment on appellant's claims to the extent that
those claims are based upon government caused delays, and grant the motion to the
extent appellant's claims are based upon non-government caused delays.

       STATEMENT OF FACTS (SOF) FOR PURPOSES OF THE MOTIONS

I. F actuafBackground

       A. The 0085 Contract

      ~- On October 23, 2007, the government awarded Contract No. W917PM-07-C-0085
(0085 Contract) to appellant for the design and construction of the Afghan National Army



                                            2
  (ANA) Garrison at Khair Kot, Paktika Province, Afghanistan (R4, tab 10 at 1-2). 1 As part of
  the construction, the 0085 Contract required that "[i]nsulated grounding conductors ... shall
. be installed in all feeder and branch circuit raceways" (id. at 137). The 0085 Contract was a
  firm-fixed-price contract (id. at 3-33).

       2. The 0085 Contract incorporated by reference several standard Federal
 Acquisition Regulation (FAR) clauses (id. at 33-35). First, it incorporated
 FAR 52.242-14, SUSPENSION OF WORK (APR 1984) (id. at 35), which provides:

                 If the performance of all or any part of the work is, for an
                 unreasonable period of time, suspended, delayed, or
                 interrupted ( 1) by an act of the Contracting Officer in the
                 administration of this contract, or (2) by the Contracting
                 Officer's failure to act within the time specified in this
                 contract (or within a reasonable time if not specified), an
                 adjustment shall be made for any increase in the cost of
                 performance of this contract (excluding profit) necessarily
                 caused by the unreasonable suspension, delay, or
                 interruption .... However, no adjustment shall be made
                 under this clause for any suspension, delay, or interruption
                 to the extent that performance would have been so
                 suspended, delayed, or interrupted by any other cause,
                 including the fault or negligence of the Contractor ....

 FAR 52.242.,14(b)

         3. Second, the 0085 Contract incorporated FAR 52.229-6, TAXES - FOREIGN
 FIXED-PRICE CONTRACTS (JUN 2003), which stated that the contract price generally
 jncluded all applicable taxes and duties, and would be increased by the amount of any
 tax excluded by the contract (R4, tab 10 at 34; see generally FAR 52.229-6(c-d)).
 FAR 52.229-6(i) required that "[t]he Contractor shall take all reasonable action to
 obtain exemption from or refund of any taxes or duties[.]" Pursuant to Defense
 Federal Acquisition Regulation (DFAR) 252.229-7001, the 0085 Contract expressly
 stated that "[t]he Contractor may obtain a refund of the import duties from its
 government or request the duty-free import of an amount of supplies or components
 corresponding to that used from inventory for this contract" (id. at 46).

        4. Third, the 0085 contract incorporated FAR 52.247-34, F.0.B. DESTINATION
 (Nov 1991), which provided that "[t]he Government shall not be liable for any
 delivery, storage, demurrage, accessorial, or other charges involved before the actual
 delivery ... of the Supplies to the destination, unless such charges are caused by an act

 1
     Citations to page numbers are to Bates Numbers in the Rule 4 file.

                                              3
 or order of the Government acting in its contractual capacity" (R4, tab 10 at 35;
 FAR 52.247-34(a)(2)).

         5. The 0085 Contract also contained several special provisions. First, the 0085
  Contract made appellant responsible for site security; the physical security of all
  materials, supplies, and equipment; and attacks from hostile entities (R4, tab 10 at 53,
· 148, 165). As the 0085 Contract stated, "[t]he Government makes no guarantee to
  provide the contractor with security, and bears no obligation to reimburse the
  contractor for costs arising from the attacks of hostile entities'' (id. at 165).

       6. Second, the 0085 Contract authorized the contracting officer (CO) to extend
the time for performance - but not to adjust prices - due to unusually severe weather
delays (R4, tab 10 at 161).

       7. Third, the 0085 Contract indicated that "[c]ompliance with all customs and
import rules, regulations and restrictions" is appellant's sole responsibility (id. at 162).
The 0085 Contract further stated that:

               It is the responsibility of the contractor to be
               knowledgeable of and to abide by any and all applicable
               customs clearance procedures and requirements that may
               be necessary for the transportation of supplies and
               equipment into Afghanistan .... The US Army Corps of
               Engineers, Afghanistan Engineer District, neither controls
               nor is responsible for any such customs clearance
               procedures, requirements, or changes thereto.

(Id. at 165)

       8. Fourth, the 0085 Contract required a final acceptance inspection. The 0085
Contract also required that, at least 14 days prior to the inspection, appellant give the
CO notice assuring him that all specific items previously identified as being
unacceptable will be completed and acceptable by the final acceptance inspection (R4,
tab 10 at 224).

       B. Performance

       9. Pursuant to the Status of Forces Agreement between the government and the
Islamic Republic of Afghanistan (Afghanistan), goods imported into Afghanistan for
the exclusive use of the government are not subject to taxes (R4, tab 43 at 25). In
order to ensure that the government did not abuse that tax exemption, the government
issued a Standard Operating Procedure (SOP) for Customs Clearance Request
Operations, which outlined the process of obtaining tax exemptions (id.; R4, tab 42;


                                             4
see SOF 17). Under the SOP, the contracting officer representative (COR) would
email a Customs Clearance Request (CCR) for a Diplomatic Note to the Department of
Defense Liaison Officer (LNO) at the United States Embassy (!3-4, tab 42 at 21). The
LNO would then issue a Diplomatic Note requesting tax exemption, which certified
that the goods were for the exclusive use of the United States (R4, tab 43 at 25).
Appellant then had to take the CCR, Diplomatic Note, and other documents to the
Afghanistan Ministry of Foreign Affairs (MoFA) and Customs at the Ministry of
Finance (MoF) to obtain stamps and signatures (id. at 26; R4, tab 42). The SOP
required that the LNO,. "[o]n behalf of DOD, liaise with the Director General of
Customs, MoFA and the representatives of the MoF" (R4, tab 43 at 33). The LNO
also had to "[a]ssist contractors and CORs when issues arise preventing the clearance
of cargo" (id.). Once approved by Afghanistan, the imports could clear Cust~ms and
be released for final delivery (R4, tabs 42-43).

       10. According to a table submitted with appellant's claim and contemporaneous
emails, it usually took the government a week or two to provide Diplomatic Notes.·
However, in five instances it took more than a month. 2 The table also showed that
Afghanistan was slow processing tax exemption requests. (R4, tabs 50; 51 at 499, 516,
520, 525)

       11. On February 10, 2010, appellant emailed the Corps, stating that letters from
the Embassy would expedite the shipment of two transit mixers (R4, tab 52 at 540-42).
The Corps responded the same day that it would follow-up with the Embassy (id.).
The following day, the Corps asked appellant to prepare a letter to the United States
Consulate·in Karachi, Pakistan (id. at 544). The Consulate responded on February 14,
2010, stating that the delays were due to the shipping agent (id. at 554).

        12. George Nassar- appellant's General Manager- submits an affidavit
declaring that the government required appellant to provide site-access to "various
entities," including the ANA. Those entities purportedly caused delays by
compromisii.'lg the security of appellant's persoru1el, and disrupting operations. (App.
summ. judg. resp., ex. 1 ,124-25)

       13. Appellant also alleged that various security and political circumstances
delayed performance (R4, tab 41 at 3). There is no evidence that the government
caused those circumstances in its contractual capacity.




2
    In particular, it took more than a month to issue Diplomatic Notes for Bills of Lading
         Nos. SAFM752167246, BHBAHPKHl 1000064, APLU020950805,
          MISCDMN000007411, and ESl 1070067 (R4, tab 50).

                                              5
       14. Appellant alleged that the above delays pushed the delivery of certain
goods into a period of "unusually severe weather," and "record-breaking rainfall"
(ASBCA No. 58451 compl. at 15).

        15. Mr. Nassar also declared that "[i]f called to testify, it would be my
testimony that the delays caused by the paperwork and subsequent·issues discussed
throughout this affidavit, went to the critical path of the project" (app. summ. judg.
resp., ex. 1 ~ 30). In support of that assertion, Mr. Nassar declares that appellant
provided and updated schedules, using the CPM, during the project (id.~ 33). He
further declares that the overall project delay was due to government caused critical
path delays, and not to any fault of appellant (id.~ 34).

       16. In 2009 and 2010, appellant tested the concrete it had installed (app. supp.
R4, tabs 241-42).

        17. On November 15, 2010, the government conducted an inspection of
appellant's electrical work on the project, and prepared an electrical inspection report
(app. supp. R4, tab 244). The report noted that "[t]here is a great amount of electrical
work that still needs to be performed[] in order to complete the work in 30 days" (id.
at 2). The report also stated that "[t]he bellow [sic] picture indicates something that
should be addressed immediately, as to limit any further delay" (id.). The report then
reproduced a picture purporting to show a missing ground conductor (id.). Thereafter, ·
the government's electrical engineer sent an email on January 29, 2011, discussing his
concern with the lack of ground conductors (app. supp. R4, tab 249 at 1). There is no
evidence appellant submitted a notice that it corrected that deficiency, or that ther~ was
a final inspection.

        18. In July and August 2013, the government tested 54 concrete samples,
destroying the samples in the process (app. supp. R4 tab 237). There is no evidence
that the government used anything other than industry standard procedures for
conducting the tests.

11 Procedural History

        19. On March 16, 2012, appellant submitted a certified claim to the
government (R4, tab 41). Appellant's claim sought an equitable adjustment for the
demurrage, detention, replacement rental equipment, and increased overhead costs it
purportedly incurred as a result of tax exemption and customs delays, security and
political delays, and weather delays (id. at 2-4). The claim contained no factual
allegations regarding whether it was possible to perform the 0085 Contract within the
period of performance (id.). ·




                                            6
       20. On September 12, 2012, the CO issued a final decision (COFD) denying
appellant's claim in its entirety (R4, tab 2).

      21. On December 11, 2012, appellant filed a notice of appeal with the Board,
which we docketed as ASBCA No. 58451.

      22. On April 17, 2014, the CO sent appellant a demand for payment for
concrete and electrical work deficiencies (R4, tab 234 at 4-7).

        23. On May 5, 2014, appellant submitted a response to the CO's demand for
payment (R4, tab 235). Appellant's response requested a COFD regarding the demand
(id. at 1).

       24. On August 7, 2014, appellant filed a notice of appeal with the Board on the
basis of a deemed denial, which we docketed as ASBCA No. 59465.

       25. On November 19, 2014, the CO issued a COFD, asserting a government
claim for concrete and electrical work deficiencies (R4, tab 219 at 1).

      26. On November 21, 2014, appellant filed a notice of appeal with the Board,
which we docketed as ASBCA No. 59701.

       27. On November 18, 2015, the Board issued a Revised Prehearing Scheduling
Order. Under that order, the parties had to exchange expert reports by July 29, 2016.
The order required the parties to comply with the expert witness disclosure and report
requirements of Federal Rule of Civil Procedure 26(a)(2). Moreover, discovery closed
under the order on September 30, 2016. Appellant did not seek an extension of that
deadline.

       28. According to an affidavit from Mr. Nassar, appellant sent an employee to
the garrison to obtain a concrete sample in the spring of 2015. While he contends that
appellant attempted to coordinate access beforehand, he does not specify how. The
ANA denied appellant access. (App. reply in support of mot. in limine for spoliation,
ex. A)·

       29. On August 13, 2016, appellant requested that the government assist
appellant in obtaining access to the garrison so appellant could collect concrete
samples (gov't first mot. in limine resp. ex. B). In a September 15, 2016 email,
appellant stated that it was "working on the list of attendees for the Afghanistan visit
and some suggested dates" (id. at ex. C). It is unclear whether the September 15, 2016
email was even a following-up on its August 13, 2016 request for assistance in




                                           7
obtaining garri.son access. Even assuming it was, there is no evidence that appellant
provided the government a list of attendees or suggested dates. 3

        30. On August3 i, 2016 - less than 45 days before the September 30, 2016
discovery deadline-appellant served RF As on the government (app. combined
motions, ex. A). 4 Some of the RF As sought statements of opinion or law. For
example, paragraph 25 requested that the government "[a]dmit or deny that [appellant]
is entitled to a judgment for and to recover damages in the amount of $8,774,283.84
for the breaches discussed in [paragraphs] 10 through 24" (id. at 3). Similarly,
paragraph 32 requested that the government '"[a]dmit or deny that [appellant] is
entitled to recover $8,774,283.84 for the breaches discussed in paragraphs 25 through
31" (id. at 4). The government did not respond to the RFAs
                                                         1
                                                             until its Third Motion in
Limine Response (gov't third mot. in limine resp. at 2-3). Appellant has not shown
prejudice from those late RF A responses.

      31. Appellant submitted its witness list. That witness list did not identify
Mr. Nassar as an expert (Bd. corr. <ltd. Oct. 14, 2016 at 2-3).

                                       DECISION

I   Appellant's Motions in Limine

    A. Appellant's First Motion in Limine (Spoliation)

       The government's _destruction of concrete samples during testing did not
constitute spoliation justifying exclusion of all evidence regarding allegedly defective
concrete. The party seeking sanctions for spoliation bears the burden of establishing
that:

              (1) [T]he party having control over the evidence had an
              obligation to preserve it when it was destroyed or altered;
              (2) the destruction or loss was accompanied by a "culpable
              state of mind;" and (3) the evidence that was destroyed or

3
  In its reply, appellant makes various allegations regarding steps it purportedly took to
         coordinate a site-visit with the government, but cites no evidence to support,
         those allegations. In any event, appellant's allegations do not establish that
         concrete samples have been unavailable. The allegations merely show that
        appellant made the litigation decision to prioritize other discovery (app. reply in
         support of mot. in limine for spoliation at 7-8).
4
  While the RF As state that appellant served the RF As on August 31, 2015, that clearly
         was a typographical error because the transmitting email was dated August 31,
         2016 (app. combined motions, ex. A).

                                             8
              altered was "relevant" to the claims or defenses of the
              party that sought the discovery of the spoliated evidence,
              to the extent that a reasonable factfinder could conclude
              that the lost evidence would have supported the claims or
              defen~es of the party that sought it.

Ensign-Bickford Aerospace & Defense Co., ASBCA No. 57929, 13-1 BCA, 35,322
at 173,385 (internal citations omitted). The destruction of the only sample during
testing may constitute spoliation. Northrop Grumman Corp., ASBCA Nos. 52178,
52784, 52785, 53699, 03-2 BCA, 32,278 at 159,702:-05. However, sample
destruction does not constitute spoliation if other samples were available. Id.

       Here, 5 appellant has not shown that additiona\ concrete samples were
unavailable. Appellant's vague allegations ~bout a single visit to the garrison is
insufficient to establish that additional samples were unavailable (SOF , 28). On the
contrary, the fact that the parties attempted to arrange for appellant to obtain an
additional concrete sample during discovery - which apparently failed due to
appellant's inaction - suggests additional samples were available (SOF tjf 29). 6
Because appellant has not shown that additional samples were unavailable, the
destruction of samples during testing did not constitute spoliation. Therefore, we deny
appellant's first motion in limine.

    B. Appellant's Second Motion in Limine (Latent Electrical Defects)

        Appellant is not entitled to the exclusion of evidence concerning insulated
ground conductors because there are genuine issues of fact as to whether the
government knowingly accepted appellant's installation of a different system than
ground conductors (app. co~bined motions at 2-3). "A latent defect is usually defined
as one that is hidden from the knowledge as well as from the sight and which could not
be discovered by ordinary and reasonable care or by a reasonable inspection."
Geranco Affg. Corp., ASBCA No. 12376, 68-1 BCA ~ 6,898 at 31,861 (internal
citations omitted). Therefore, a "defect" is not latent if the government knows of the
purported defect, and nevertheless accepts delivery. States Marine Corp., ASBCA
No. 4779, 59-2 BCA ,2,463 at 11,618; Hercules Engineering &Mfg. Co., ASBCA
No. 4979, 59-2 BCA, 2,426 at 11,417. Here, a reasonable fact-finder could find that
the government did not knowingly accept the alternative system based upon the

5
  We need not- and do not- decide whether the government had an obligation to
      preserve when it destroyed the samples because, as discussed above, there was
      no spoliation, even assuming such an obligation to preserve existed.
6
  Appellant's arguments about the purportedly small concrete .sample size go to the
      weight- and not the admissibility - of the samples (app. reply in support of
      mot. in limine for spoliation at 5-6).

                                           9
      evidence that the November 15, 2010 report identified the lack of ground conductors
      as a deficiency, there appears to have been no notice that appellant corrected that
      deficiency, and there appears to have been no final acceptance inspection (SOF 117).
      Because there is a genuine dispute as to whether the government knowingly accepted
      the alternative system, we deny appellant's second motion in limine.

            C. Appellant's Third Motion in Limine (RFAs)

              We do not deem that the government admitted the RF As (app. combined
       motions at 3-4 ). Under Board Rule 8(c)(2), a party may serve "[a] request for
       admission of specified facts ... to be answered or objected to within 45 days after
       service, the factual statements ... to be deemed admitted upon failure of a party to
       respond to the request[.]" A proper RF A will request admissions of fact, as opposed to
       statements of opinion or law. Rust Manufacturing, Inc., ASBCA No. 27511, 84-3
       BCA 117,518 at 87,234. Absent good cause and a motion to extend the discovery
_,     deadline, a movant generally must serve RF As at least 45 days prior to the dose of
       discovery. See, e.g., Alaska Comm. Action on Toxics v. Aurora Energy Services, LLC,
       2012 WL 12537417 at *3 n.36 (D. Alaska April 4,2012) (unreported decision)
       (internal citations omitted) (compiling cases requiring a party serving discovery to
       give the responding party sufficient time to respond prior to the close of discovery).
     · Moreover, a movant must establish prejudice from any late RF A responses. Morris
       Guralnick Assoc., Inc., ASBCA No. 41888, 91-2 BCA 123,859 at 119,548; WH
       Moseley Co., ASBCA No. 28604, 88-1BCA120,506 at 103,674.

             Here, appellant served its RF As less than 45 days prior to the close of
      discovery, without good cause or seeking an extension (SOF 130). Moreover, many
      of the RF As requested statements of opinion or law (id.). Nor has appellant shown
      any prejudice from the government's late responses (id). Therefore, we deny
      appellant's third motion in limine, and permit the government's late RF A responses.

           D. Appellant's Fourth Motion in Limine (Judicial Notice)

              We take judicial notice of some - but not all - of the purported facts offered by
      appellant. We may take judicial notice of "a fact that is not subject to reasonable
      dispute because it (1) is generally known within the trial court's territorial jurisdiction;
      or (2) can be accurately and readily determined from sources whose accuracy cannot ·
      reasonably be questioned." Fed. R. Evid. 20l(b). 7 Here, we decline to take judicial
      notice of the purported facts that "NATO supplies blocked in June, July and
      September 2010," and "visit ofNATO personnel to Torkham boarder, which closed

      7
          While not binding on us, we may look to the Federal Rules of Evidence for guidance.
              ERKA Constr. Co., LTD, ASBCA Nos. 57618, 58515, 16-1BCA136,301
              at 177,023.

                                                   10
from October 26, 2010 through October 31, 201 O" because those purported facts are
vague, not generally known, and not accurately and readily determined from a source
provided by appellant whose accuracy cannot be questioned (app. combined motions
at 4). However, we take judicial notice of the facts that Osama bin Laden died in
April 2011, a President of Afghanistan was assassinated in September 2011, and
Pakistan closed the border in November 2011, following a NATO air strike, because
the government does not object to us taking judicial notice of those facts, other than
based upon their relevance.

II Summary Judgment Motions

   A. Standard ofReview

       Summary judgment is appropriate only if there is no genuine issue as to any
material fact, and the moving party is entitled to judgment as a matter of law. Celotex
Corp. v. Catrett, 477 U.S. 317, 322-23 (1986). A material fact is one that may affect
the outcome of the decision. Anderson v. Liberty Lobby, Inc., 477 U.S. 242, 248
(1986). There is a "genuine" dispute as to such a fact "if the evidence is such that a
reasonable [fact-finder] could return a verdict for the nonmoving party." Id.

   B. Appellant's Motion for Summary Judgment on the GovermrJent's Claims

       Appellant is not entitled to summary judgment on the government's claims.
Appellant argues that, if we grant its first three motions in limine, then that would
leave no genuine issues of material fact, and it would be entitled to judgment as a,
matter oflaw on the government's claims (app. combined motions at 5). However, as
discussed above, we deny appellant's first three motions in limine. Therefore, we also
deny appellant's motion for summary judgment on the government's claims.

   C. Appellant's Motion for Summary Judgment on Its Claims

        Nor is appellant entitled to summary judgment on its claims. Appellant first
argues that, if we deem the RF As admitted pursuant to its third motion in limine, then
those RF A admissions would leave no genuine issue of material fact, and appellant
would be entitled to judgment as a matter of law on its claim (app. combined motions
at 5-6). However, as discussed above, we do not deem that the government admitted
the RFAs. Therefore, we deny appellant's-motion for summary judgment on its claims
based upon the deemed RF A admissions.

        Second, appellant argues that it was impossible to perform the 0085 Contract
within the period of performance (app. combined motions at 5-6). We do not possess
jurisdiction over that claim: The Board does not possess jurisdiction to entertain a
claim if it is a new claim that appellant did not present to the CO. Monica Walker,


                                          11
ASBCA No. 60436, 16-1BCA136,452 at 177,657 (internal citations omitted). While
an appellant may introduce on appeal additional facts that do not alter the nature of the
original claim, its appeal must be based upon a common or related set of operative
facts to those presented to the CO. Scott Timber Co. v. United States, 333 F.3d 1358,
1365 (Fed. Cir. 2003); Trepte Const. Co., Inc., ASBCA No. 38555, 90-1 BCA
122,595 at 113,385-86. A claim is new when it "present[s] a materially different
factual or legal theory" of relief. Lee's Ford Dock, Inc. v. Secretary of the Army, 865
F.3d 1361, 1369 (Fed. Cir. 2017) quotingK-ConBldg. Sys., Inc. v. United States, 778
F.3d 1000, 1006 (Fed. Cir. 2015)). "Materially different claims 'will necessitate a
focus on a different or unrelated set of operative facts."' Id. (quoting Placeway
Constr. Comp. v. United States, 920 F.2d 903, 907 (Fed. Cir. 1990)).

      Appellant's claim did not set forth operative facts supporting a claim for
impossibility of performance (SOF 1 19). Therefore, we do not possess jurisdiction
over appellant's impossibility claim. Lee's Ford Dock, 865 F.3d at 1369.

   D. The Government's Motion for Summary Judgment on Appellant's Claims

       The government's motion for summary judgment is denied on appellant's claim
for an equitable adjustment for government caused delay, but granted on appellant's
claim for an equitable adjustment for non-government caused delays. Under
FAR 52.242-14, a contractor is entitled to an equitable adjustment when the
governm~nt constructively suspends work by delaying work for an unreasonable
amount of time. CATH-dr/Balti Joint Venture, ASBCA Nos. 53581, 54239, 05-2 BCA
133,046 at 163,793 (citing P.R. Burke Corp. v. United States, 277 F.3d 1346, 1359
(Fed. Cir. 2002)); see also E. V Lane Corp., ASBCA No. 9741, et al. 65-2 BCA
15,076, at 23,884-88. However, a contractor is not entitled to an equitable adjustment
for delays with other causes besides the government's conduct or inaction. Sauer Inc.
v. Danzig, 224 F.3d 1340, 1348 (Fed. Cir. 2000); E. V Lane, 65-2 BCA 15,076,
at 23,892-95.

        Here, as discussed in greater detail below, the government is not entitled to
judgment as a matter of law on appellant's claims for an equitable adjustment for
purported delays caused by the government's late issuance of Diplomatic Notes and
providing site-access to disruptive entities because there are genuine issues of materi_al
fact as to whether those constitute unreasonable government caused delays. However,
the government is entitled to judgment as a matter of law on appellant's claims for an
equitable adjustment for purported delays caused by Afghanistan's slow tax exemption
and customs processing, security and political circumstances, and the weather because
there is no genuine issue of material fact suggesting that those constitute government
caused delays.




                                            12
       i.   Claims Based Upon Government Caused Delays

        The government is not entitled to judgment as a matter oflaw on appellant's
claims for an equitable adjustment for purported delays caused by the government's
late issuance of Diplomatic Notes and providing site-access to disruptive entities
because there are genuine issues of material fact as to whether those constitute
unreasonable government caused delay. Regarding the Diplomatic Notes, there are
genuine issues of material fact as to how long it took the government to issue each
Diplomatic Note, and whether that length of time was unreasonable in each instance
(SOF 1 10). Regarding the provision of site-access to disruptive entities, there are
genuine issues of material facts as to whether the government unreasonably required
appellant to provide access to disruptive entities, whether that caused delay, and
whether those delays are attributable to the government (SOF 1 12).

       In response, the government first argues that 0085 contract clauses
FAR 52.229-6 and DF ARS 252.229-7001 do not create a right to payment for any
costs incurred as a result of tax exemption processing, and instead limit appellant to a
refund of any taxes it paid (gov't summ. judg. mot. at 14-15). However, appellant is
not bringing this claim for a breach of FAR 52.229-6 or DF ARS 252.229-7001.
Rather, it is claiming an equitable adjustment for delays. Appellant is entitled to an
equitable adjustment for costs incurred as a result of any unreasonable government
caused delays in tax exemption processing under a constructive suspension theory.
CATH-dr/Balti Joint Venture, 05-2 BCA 133,046 at 163,793. ·

       Second, the government argues that any delays did not cause the demurrage,
detention, replacement rental equipment, and increased overhead costs for which
appellant seeks an equitable adjustment because appellant could have avoided those
costs by paying the taxes, and seeking reimbursement from the government (gov't-
summ. judg. mot. at 16-17). However, FAR 52.229-6 required appellant to make all
reasonable efforts to obtain tax exemptions before the government would reimburse
appellant (SOF 1 3). It may be inferred that it was reasonable for appellant to wait for
the government to issue Diplomatic Notes, and thus that the government would not
have reimbursed appellant if it had paid the taxes instead of waiting for the Diplomatic
Notes.

        Third, the government argues that FAR 52.247-34 purportedly prohibited the
payment of demurrage and detention costs (gov't summ. judg. mot. at 17). However,
FAR 52.247-34 provided that "the Government shall not be liable for any delivery,
storage, demurrage, accessorial, or other charges involved before the actual delivery ...
of the supplies to the destination, unless such charges are caused by an act or order of
the Government acting in its contractual capacity" (SOF 1 4) (emphasis added). Under
the emphasized exception, the government was liable for demurrage and detention costs



                                           13
incurred as a result of delays caused by the government acting in its contractual
capacity (id.).

       Fourth, the government argues that appellant is not entitled to an equitable
adjustment for any delays caused by the Embassy because its actions in issuing
Diplomatic Notes were 'sovereign acts (gov't summ. judg. mot. at 18). Under the
Sovereign Acts Doctrine, the government is not liable for delays caused by the
government's public and general acts as a sovereign, as opposed to its acts as a
contracting party. Conner Bros. Constr. Co., Inc. v. Green, 550 F.3d 1368, 1372-73
(Fed. Cir. 2008). An act is a public and general sovereign act if it is general and
applies to all persons (id.). Here, the evidence suggesting that the purpose of the
Diplomatic Notes was to allow appellant to seek a tax exemption on goods to be used
exclusively to perform of the 0085 Contract for the government raises a genuine issue
of material fact as to whether the Embassy was performing a public and general act
applicable to all persons (SOF i19). Therefore, the government is not entitled to
summary judgment on its sovereign acts affirmative defense.

        Finally, the government argues that it is entitled to judgment as a matter of law
because appellant presents no CPM analysis (gov't summ. jridg. mot. at 22-23). In
order to recover for a delay, an appellant must establish- usually through the CPM-
that the government caused delay delayed the ultimate project completion, and that
there was no concurrent delay. Law v. United States, 195 Ct. Cl. 370, 384-86 (1971);
Safety Training Sys., Inc., ASBCA No.s. 57095, 57166, 14-1BCAi135,509 at 174,055
(quoting American Ordinance, LLC, ASBCA No. 54718, 10-1BCAi134,386
at 169,795); Galaxy Builders, Inc., ASBCA Nos. 50018, 50136, 00-2 BCA i131,040
at 153,282. Here, Mr. Nassar's declares that appellant used CPM schedules
throughout the project, that the paperwork and subsequent issues went to the critical
path of the project, that the overall project delay was due to governnient caused critical
path delays, and that there was no concurrent delay. (SOF il 15) That declaration
raises genuine issues of material fact as to whether the government delayed the overall
project, and whether there was concurrent delay. The government replies that a
fact-finder could not rely upon Mr. Nassar because appellant has not designated him as
an expert (gov't summ. judg. reply at 5). However, the governm~nt does not cite any
authority requiring appellant to use a CPM expert (id.; see also Cibinic and Nash,
ADMINISTRATION OF GOVERNMENT CONTRACTS 541 (5th ed. 2016)).

        As a result, the government has not shown that it is entitled to summary
judgment on appellant's claims for an equitable adjustment for delays caused by the
government's late issuance of Diplomatic Notes and providing site-access to disruptive
entities.




                                            14
       ii. Claims Based Upon Non-Government Caused Delays

       The government is entitled to judgment as a matter oflaw on appellant's claims
for an equitable adjustment for purported delays caused by Afghanistan's slow tax
exemption and customs processing, security and political circumstances, and the
weather because there are no genuine issues of material fact suggesting that the
government caused those delays (SOF 1110-15). It "is well s.ettled that the U.S.
government is not liable for delays caused by foreign governments." Contrak
International, Inc., ASBCA No. 59917, 16-1BCA136,532 at 177,954,.55. Moreover,
the 0085 Contract expressly provided that appellant was responsible for customs and
security (SOF 115, 7). Also, there is no genuine issue at material fact suggesting that
the government caused the security and political circumstances (SOF 113). Finally,
while authorizing the CO to allow additional tinie for severe weather delays, the 0085
Contract did not indicate that appellant was entitled to compensation for any weather
delays (SOF 16f

       Appellant attempts to shift the cost of Afghanistan's customs delays onto the
government by arguing that, while the government provided assistance in obtaining
approvals from Afghanistan, that assistance was "ineffective," in violation of the SOP
(app. summ. judg. resp. at 10, 14). However, the SOP only required the government to
provide assistance. It did not guarantee that that assistance would be effective.
(SOF 19) On the contrary, the 0085 Contract expressly stated that the Corps "neither
controls nor is responsible for any such customs clearance procedures" (SOF 1 7).

        In fact, an examination of the only specific instance cited by appellant - namely
the transit mixers - confirms that the government took reasonable steps to provide
assistance, and that appellant's real complaint is that the government was not effective
in persuading Afghanistan to act quicker (app. summ. judg. resp. at 15). In that
instance, the Corps immediately responded to a request from appellant for a letter from
the DOS by requesting such a letter (SOF 1 11 ). Within a matter of days, the
Consulate responded that the cause of the delay was the shipping agent (id.). Indeed,
appellant does not complain that the government's conduct was unreasonable, but
rather that it took Afghanistan about two months to allow the mixers into Afghanistan
(app. summjudg. resp. at 15). However, nowhere in the SOP did the government
guarantee that Afghanistan would act promptly in response to the government's
reasonable efforts to assist appellant (SOF 1 9). Thus, appellant cannot use the
government's promise to assist appellant to shift responsibility for Afghanistan's
customs delay onto the government.

       Appellant also attempts to shift the costs of weather delays onto the government
by arguing that government caused delays pushed performance into a period of severe
weather (app. summ. judg. resp: at 3). A contractor is entitled to an additional
equitable adjustment when a government delay pushes a contractor's performance into


                                           15
a period of seasonal adverse weather-such as a rainy season-but a contractor is not
entitled to such an adjustment when the government's delay pushes the contractor's
performance into a period of unusual adverse weather because the additional weather
delay is not reasonably foreseeable in that case. DTC Engineers & Constructors, LLC,
ASBCA No. 57614, 12-1 BCA, 34,967 at 171,898; Charles G. Williams Const., Inc.,
ASBCA No. 42592, 92-1 BCA, 24,635 at 122,930. Here, there is no genuine issue of
material fact suggesting that purported government-caused delays pushed performance
into a period of seasonal adverse weather. Rather, appellant alleges that government
caused delays pushed performance into a period of "unusually severe weather" and
"record-breaking rainfall" (SOP, 14). Therefore, the government is entitled to
judgment as a matter oflaw on appellant's claim for an additional equitable
adjustment due to weather delays. Charles G. Williams Const., 92-1 BCA, 24,635
at 122,930.

       As a result, the government is entitled to summary judgment on appellant's
claims for an equitable adjustment for purported delays caused by Afghanistan's slow
tax exemption and customs processing, security and political circumstances, and the
weather.

                                    CONCLUSION

       Appellant's four motions in limine are denied, except for a portion of the fourth
motion in limine. We take judicial notice of the facts that Osama bin Laden died in
April 2011, ·a President of Afghanistan was assassinated in September 2011, and
Pakistan closed the border in November 2011, following a NATO air strike. Further,
we permit the government's late RF A. responses.

        Appellant's motions for summary judgment on its claims and the government's
claims are denied. The government's motion for summary judgment on appellant's
claims for an equitable adjustment for purported delays caused by the government's
late issuance of Diplomatic Notes and providing site-access to disruptive entities is
denied. The government's motion for summary judgment on appellant's claims for an
equitable adjustment for purported delays caused by Afghanistan's slow tax exemption
and customs processing, security and political circumstances, and the weather is
granted. We strike the portion of the complaint related to those claims.




                                           16
       An order addressing further proceedings in these appeals will follow.

       Date: August 1, 2019




                                                   Administrative Judge
                                                   Armed Services Board
                                                   of Contract Appeals

 I concur                                          I concur



 OWEN C. WILSON                                    MICHAEL N. O'CONNELL
 Administrative Judge                              Administrative Judge
 Acting Chairman                                   Acting Vice Chairman
 Armed Services Board                              Armed Services Board
 of Contract Appeals                               of Contract Appeals


     . I certify that the foregoing is a true copy of the Opinion and Decision of the
Armed Services Board of Contract Appeals in ASBCA Nos. 58451, 59465, 59701,
Appeals of Nassar Group International, rendered in conformance with the Board's
Charter.

       Dated:



                                                  PAULLAK. GATES-LEWIS
                                                  Recorder, Armed Services
                                                  Board of Contract Appeals




                                           17
