Reversed and Remanded and Substitute Opinion filed June 11, 2013.




                                        In The

                     Fourteenth Court of Appeals

                                NO. 14-11-00724-CV

           GUILLERMO GARZA D/B/A WILHOME BUILDERS &
                    CONSTRUCTION, Appellant

                                          V.
                             JESSE CANTU, Appellee


                     On Appeal from the 164th District Court
                             Harris County, Texas
                       Trial Court Cause No. 2007-36738


                     SUBSTITUTE OPINION

      We issued an opinion in this case on April 11, 2013, reversing the trial
court’s judgment notwithstanding the verdict (JNOV) and remanding for a new
trial. Appellee subsequently filed a motion for rehearing. Without changing the
disposition of the case, we deny the motion for rehearing, withdraw our previous
opinion, and issue this substitute opinion in its place.
         Guillermo Garza, doing business as Wilhome Builders and Construction,
(“the builder”) sued Jesse Cantu (“the buyer”) for breach of a construction
contract. After the jury returned a verdict for the builder, the buyer moved for
JNOV, arguing that the jury’s damages calculations lacked evidentiary support.
The trial court granted the motion.        We conclude that although the damage
amounts found by the jury are not supported by legally sufficient evidence, the
builder nonetheless introduced evidence of some amount of damages as defined in
the charge. We therefore reverse the trial court’s JNOV and remand for a new
trial.

                                     BACKGROUND
         The events giving rise to this case are not complicated. The parties agreed in
writing that the builder would construct a duplex home for the buyer. When the
project was nearly finished, the builder informed the buyer of cost overruns that
significantly exceeded the project’s estimated price. The buyer refused to pay for
these overages or to authorize a final payment of the outstanding portion of the
estimated price. The builder sued the buyer, and the jury rendered a verdict in
favor of the builder.

         The issues before us relate primarily to the jury’s findings of damages, so we
explain the terms of the parties’ written contract and the figures at issue in some
detail. The parties agreed that the home’s price would be “based on cost plus” a
15% “Builder[’]s Consulting Fee.” In so-called cost-plus contracts like this one,
“the contractor is to be reimbursed for costs of materials and labor by the owner
and is to receive a stated percentage of such costs as his profit.” Burditt v. Sisk,
710 S.W.2d 114, 118 (Tex. App.—Corpus Christi 1986, no writ) (internal




                                            2
quotation marks omitted). Here, the contract’s relevant language is as follows:1

       Total price of house, including current changes and additions, is as
       follows
             ....
             BASED ON COST PLUS
             Builders Consulting Fee 15%                     $31,877.82
             Builders Sale Price                             $244,396.65
             Sale Price Per Square Foot                      $61
       Estimates for this job cost are based on and not limited to what the
       Buyer may choose for his or her customization on this project.

       The buyer obtained a loan for the $244,396.65 sale price, which represented
a total estimated construction cost of $212,518.83, plus a 15% builder’s fee of
$31,877.82. As the builder completed certain portions of the work on the project,
he requested payment from the buyer’s lender. The lender would inspect the
completed work and release a portion of the authorized funds commensurate with
the work accomplished. In this way, the builder received $219,945.75 of the
$244,396.65 estimated sale price. Only $24,450.90 of the sale price remained to
be paid.

       As the time for this remaining payment approached, the builder informed the
buyer that the project was $55,713.40 over budget. The builder would later testify
that these overages resulted from the buyer’s selection of materials and from
delays early in construction.         The overages made the project’s total cost
$268,232.23 instead of the $212,518.83 estimate; this change increased the
builder’s 15% fee by $8,357.01.

       The buyer balked at paying the overages, so the builder stopped work and
filed a mechanic’s lien. Although the home passed the lender’s final inspection,
       1
          Before beginning construction, the parties reduced the estimated price with an
addendum that was to be read with the contract “as if contained therein.” The quoted language
therefore incorporates the amended price into the initial contract’s language.

                                             3
the buyer refused to release the final payment of the estimated sale price to the
builder. The builder sued the buyer for $88,521.31: the total cost of construction
(including overages) plus his 15% fee less the amount already paid.

      At trial, the parties contested the amount of work remaining when the
builder left the project. The buyer argued that considerable work remained and
that the builder breached the contract by leaving this work unfinished. The builder
testified that “[a] couple punch-out items” remained.

      The jury found that the buyer breached the contract and that the builder did
not. The jury was also asked to find two “elements” of the builder’s damages,
which we discuss in detail in our analysis below. Each element was submitted to
the jury without objection, and each required the jury to determine (among other
things) the cost to complete the remaining work.

      For the first damages element, called “Loss of Contractual profit,” the jury
awarded $24,450.90—the unpaid portion of the estimated sale price. For the
second element, called “Loss of Contractual Profit Plus Expenses Incurred Before
Breach,” the jury awarded $55,713.40—the amount that the project went over
budget. The jury did not award the builder his 15% fee for the overages, so the
total jury award was $8,357.01 less than the builder sought.

      The buyer moved for JNOV, arguing in part that the jury’s damages findings
were unsupported by the record. The buyer contended, among other things, that
the record contained no evidence of the cost to complete the remaining work.
Because the jury was told to use this cost in calculating each element of damages,
the buyer argued that the jury’s findings lacked evidentiary support. The trial court
granted the buyer’s JNOV motion and rendered a take-nothing judgment. The
builder appealed.


                                         4
                                          ANALYSIS

I.     Standard of review

       We review a JNOV under a no-evidence standard, meaning we credit
evidence favoring the jury verdict if reasonable jurors could and disregard contrary
evidence unless reasonable jurors could not. Tanner v. Nationwide Mut. Fire Ins.
Co., 289 S.W.3d 828, 830 (Tex. 2009). We will uphold the jury’s finding if more
than a scintilla of competent evidence supports it. Id. Because there was no
objection to the charge submitted, we measure the evidence by the charge as given.
See Akin, Gump, Strauss, Hauer & Feld, L.L.P. v. Nat’l Dev. & Research Corp.,
299 S.W.3d 106, 112 (Tex. 2009); Osterberg v. Peca, 12 S.W.3d 31, 54–55 (Tex.
2000).

       The builder argues that the JNOV must be reversed because the jury’s
findings are supported by legally sufficient evidence. The buyer, for his part,
raises two bases for affirming the JNOV. First, the buyer contends that we must
affirm because the builder’s brief failed to address all points raised in the JNOV
motion below. Second, the buyer re-urges his argument that the jury’s damages
findings are not supported by legally sufficient evidence.                 We address these
arguments in turn.2

II.    The builder’s appellate brief addressed every basis for JNOV raised in
       the buyer’s motion below.
       Generally, when an appellant fails to attack all independent grounds that
support an adverse ruling, we must affirm. See Britton v. Texas Dept. of Criminal
Justice, 95 S.W.3d 676, 681 (Tex. App.—Houston [1st Dist.] 2002, no pet.). This

       2
         The builder has also argued that the jury’s award of $0 in attorney’s fees is against the
great weight and preponderance of the evidence. Because we remand for a new trial, we do not
address this argument.

                                                5
general rule applies in the JNOV context: when a trial court grants a motion for
JNOV presenting multiple grounds but does not state the ground relied upon, the
appellant has the burden of showing that the judgment cannot be sustained on any
of the grounds stated in the motion. Fort Bend Cnty. Drainage Dist. v. Sbrusch,
818 S.W.2d 392, 394 (Tex. 1991).

      Relying upon these rules, the buyer argues that we must affirm the JNOV in
his favor because the builder’s appellate brief neglected to attack one of the bases
for JNOV that the buyer presented to the trial court. Specifically, the buyer
contends that the builder failed to address the JNOV ground of “legally insufficient
evidence to support the jury’s finding that damages resulted from [the buyer’s]
failure to comply [with the contract].” On appeal, the buyer characterizes the
“resulted from” language in this ground as attacking the builder’s failure to prove
“causation.” The buyer argues that the builder’s brief overlooked this causation
basis for granting JNOV. We disagree.

      Assuming for argument’s sake that causation was a separate JNOV ground
that the builder had to address in his brief, we conclude that the builder’s
discussion of damages attacked this ground. The “resulted from” language upon
which the buyer focuses appeared in a question that submitted both causation and
damages to the jury.     The builder addressed the sufficiency of the evidence
supporting the jury’s answers to this question in a section of his brief captioned
“[The Builder] Presented Sufficient Evidence to Sustain The Jury’s Findings That
Damages Resulted From [the Buyer’s] Breach.” The section argues that “[h]ad
[the buyer] not breached the contract, [the builder] was ready and able to carry out
the contract and complete the duplex construction.” It also argues that the damage
elements accurately reflect the damages caused by the buyer’s noncompliance and
were therefore properly submitted. We understand these arguments to address not

                                         6
only damages, but also causation.

       In any event, the builder’s combined analysis of causation and damages is
consistent with the way the parties have treated those two issues throughout the
proceedings; we see no reason to change the rules now. The parties submitted both
issues to the jury in a single question, and the buyer requested JNOV based on both
issues in a single sentence. Only now, when the builder addresses the evidence
supporting the jury’s finding on that question in a single section of his brief, does
the buyer contend that the causation issue has not been adequately addressed. Yet
the buyer has not explained what separate causation argument the builder failed to
address.3 Accordingly, we hold that the builder addressed all grounds for JNOV
presented to the trial court, and we proceed to the appeal’s merits.

III.   Because no evidence supports the amounts of damages found by the
       jury, a new trial is required.
       The parties dispute whether legally sufficient evidence supports the jury’s
awards of damages. We note at the outset that the source of this disagreement is
the poor fit between the elements of damages submitted to the jury and the facts of
this case. The two submitted elements of damages precisely track two of the
sample elements of contract damages in the Pattern Jury Charges (PJC), and

       3
          Not even the buyer’s appellate brief argues that causation presents a basis for JNOV
that is distinct from the damages issues. While arguing that the builder failed to brief the
causation issue, the buyer himself declines to press a lack of causation evidence as a separate
basis for upholding the JNOV on appeal. Nevertheless, to the extent there is a separate causation
ground that presents a live issue, we conclude that the evidence discussed in this opinion
supports the jury’s finding that the builder’s damages resulted from the buyer’s failure to comply
with the contract.
       The buyer also argued for JNOV below on the ground that there is legally insufficient
evidence of breach. The builder attacked this ground in his appellate brief, and the buyer did not
respond. To the extent the breach ground presents a live issue, we conclude that the evidence
discussed in this opinion and in the builder’s brief supports the jury’s finding that the buyer
breached the parties’ contract.

                                                7
neither the parties nor the trial court attempted to tailor those elements to the
evidence presented.4

        The damages question asked the jury, “What sum of money, if any, if paid
now in cash would fairly and reasonably compensate [the builder] for his damages,
if any, that resulted from [the buyer’s] failure to comply?” The jury was instructed
to consider only two elements of damages. The first element was

        Loss of Contractual Profit: The difference between the agreed price
        and the cost [the builder] would have incurred in the construction of
        [the] residential duplex . . . .
The jury found this amount to be $24,450.90, which is the amount of the final
payment that the buyer never authorized. In other words, this figure reflected the
unpaid portion of the estimated sale price to which the builder claimed he was

        4
          The comment to the PJC’s contract damages instructions explains that “[b]ecause
damages instructions in contract suits are necessarily fact-specific, no true ‘pattern’ instructions
are given.” STATE BAR OF TEXAS, PATTERN JURY CHARGES: BUSINESS, CONSUMER, INSURANCE
& EMPLOYMENT, PJC 115.4 cmt. at 291 (2012). The drafters of the pattern charges intended
these instructions to be “illustrative only” and noted that the instructions “must be rewritten to fit
the particular damages raised by the pleadings and proof.” Id.
        Such attention to the evidence was especially important here because this litigation
involved a cost-plus contract. In these contracts, “[t]he builder’s profit . . . is . . . a contractually
defined percentage of costs . . . ; it is not the difference between costs and a contractually fixed
price.” Sage St. Assocs. v. Northdale Constr. Co., 863 S.W.2d 438, 442 (Tex. 1993). Thus,
when the contract is cost-plus, a jury’s calculation of the difference between the estimated price
and the costs incurred is unlikely to reflect the actual damages suffered. On appeal, the buyer’s
brief observes that the evidence would have supported the jury’s awards if different instructions
had been used for the damages elements, such as: “[the] amount [necessary to compensate the
builder] for work [he] . . . completed, but for which no payment had been made”; and “[the]
amount [necessary to compensate the builder] for overages representing expenses [he] incurred
in addition to the agreed-upon price in the contract.”
        We express no opinion regarding the adequacy of these instructions. In addition, because
no party objected to the damages elements submitted to the jury, we do not reverse based on any
defect in the charge. Rather, as explained below, we reverse the buyer’s JNOV because there is
evidence of some damages as measured by the elements submitted. This holding requires a
remand for a new trial. When preparing the contract damages questions for the next trial, we
suggest that the parties and the trial court undertake the fact-specific evaluation of the evidence
that the PJC drafters recommend.

                                                   8
entitled.

       The second damages element was

       Loss of Contractual Profit Plus Expenses Incurred Before Breach: The
       amount [the buyer] agreed to pay [the builder] less the expenses [the
       builder] saved by not completing the construction of [the] residential
       duplex . . . .
The jury determined that this amount was $55,713.40, which is the difference
between the estimated cost of construction and the actual costs the builder
allegedly incurred. In other words, this answer corresponds to the cost overruns
that the builder allegedly paid for during construction and sought to recover from
the buyer.

       Neither party objected that these elements of damages were improper, so the
builder can recover them if the amounts awarded by the jury are supported by
legally sufficient evidence. Akin, Gump, Strauss, Hauer & Feld, 299 S.W.3d at
112; Cosgrove v. Grimes, 774 S.W.2d 662, 666 (Tex. 1989). We use the charge as
given to determine whether the evidence supports the jury’s award for each
element of damages. Osterberg, 12 S.W.3d at 54–55.

       A.    Although the builder presented some evidence of damages, no
             evidence supports the jury’s finding that the “difference between
             the agreed price and the cost [the builder] would have incurred”
             was $24,450.90.
       The first damages element required the jury to determine the difference
between (1) the “agreed price” and (2) the “cost [the builder] would have incurred
in the construction of [the] . . . duplex.”   The jury was not asked about each
component individually, but found the difference between the two components to
be $24,450.90. The builder’s arguments regarding the sufficiency of the evidence
focus primarily on the price component, while the buyer’s arguments focus on the
cost component.
                                         9
      As we explain below, the jury could have found the price component to be
$24,450.90, the unpaid portion of the estimated “Builder[’]s Sale Price” to which
the parties agreed in their contract. The buyer does not dispute that there is legally
sufficient evidence of the price component, but he offers two other arguments in
defense of the JNOV. First, he attacks the cost component, arguing that there is no
evidence of any cost the builder would have incurred in constructing the duplex
because he had already finished construction. We disagree because both parties
offered evidence of work that remained to be completed and presented different
figures for the cost of that work. None of those figures was zero, however. Thus,
we agree with the buyer’s second argument that no evidence supports the jury’s
finding that $24,450.90 is the difference between the price and cost components.
Nevertheless, because there was some evidence of damages, we reverse the JNOV
and remand for a new trial.

              1.    The jury could have found that the agreed price was
                    $24,450.90.
      The builder argues that the trial court erred in granting JNOV because there
is legally sufficient evidence to support the jury’s award of $24,450.90 for the first
element of damages—loss of contractual profit.           Specifically, he points to
undisputed evidence showing that this amount was the unpaid portion of the agreed
sale price, which he did not receive because the buyer refused to sign off on the
final draw.

      In response, the buyer does not contend that there is legally insufficient
evidence of the “agreed price” component of this damages element. Instead, he
argues that the price component had to be $244,396.65 because the undisputed
evidence showed that this was the sale price stated in the parties’ contract.

      We conclude that the jury could reasonably have interpreted the price

                                          10
component to include only the unpaid portion of the agreed price—$24,450.90—
because that reading is consistent with the damages question as a whole. The
question asked the jury to determine what damages “resulted from” the buyer’s
noncompliance with the contract. If the term “agreed price” referred to the entire
$244,396.65 builder’s sale price, as the buyer contends, the first damages element
would not account for the payments the buyer already made. The builder would be
awarded damages for payments he had already received—damages that
undisputedly did not “result from” the buyer’s noncompliance.

       We must read jury instructions like jurors do—with common sense. Nip v.
Checkpoint Sys., Inc., 154 S.W.3d 767, 772 n.3 (Tex. App.—Houston [14th Dist.]
2004, no pet.). Interpreting the first damages element to require an award of
amounts already paid does not make sense and would ignore the charge’s “resulted
from” language. Instead, viewing the charge as a whole, the jury could reasonably
have understood the “agreed price” component to mean “the unpaid portion of the
agreed price,” which was $24,450.90.              Cf. Chubb Lloyds Ins. Co. of Tex. v.
Andrew’s Restoration, Inc., 323 S.W.3d 564, 580 (Tex. App.—Dallas 2010)
(construing the phrase “[t]he value, if any, of the work performed by [plaintiff]” to
mean “the value of the work that [plaintiff] was not paid for” in order to interpret
instruction consistently with verdict), aff’d in part, rev’d in part on other grounds,
364 S.W.3d 817 (Tex. 2012).5




       5
            We note that even if the buyer were correct that the price component had to be
$244,396.65, that would not change the outcome of this case. As discussed below, the parties
offered a range of evidence regarding the cost component. Yet none of the cost figures within
that range, if subtracted from a price of $244,396.65, would equal $24,450.90—the amount
awarded by the jury. Because there was evidence of some amount of damages, however, a new
trial is required as explained below.

                                             11
             2.    There is no evidence that the builder would have incurred
                   zero cost in completing the project.
      The buyer offers two principal arguments in defense of the JNOV. First, he
focuses on the cost component of the first damages element, contending that there
is no evidence of any “cost [the builder] would have incurred in the construction of
[the] . . . duplex.” Indeed, he says, the evidence conclusively shows the absence of
any such cost because the builder had completed the project. We disagree.

      Although the builder did testify that he had “finished everything [he] had to
finish,” he also said that some work remained. The builder explained that, when he
walked away from the project, an inspection report by the buyer’s lender showed
the house was 99.1% complete. For example, the builder testified that some
housecleaning, touch-up painting, and work related to the lights remained. The
builder also said that there remained “[a] couple [of] punch-out items,” described
as “[s]ome last-minute repairs and installation of . . . very small things.” In total,
according to the lender’s report, 0.9% of the project—which equaled $1,872.62 of
the budgeted cost—remained to be completed.

      There was also considerable testimony from the buyer about work that he
contended the builder had left unfinished, including testimony about the cost
incurred to complete that work. For example, the buyer testified that the building’s
“electrical, plumbing, and HVAC” were not up to code and that the building was
ineligible for an occupancy certificate. He testified that “there were still wires
hanging out of all the things in the wall, and all that had to be finished.” The buyer
described one unit of the duplex as “90 percent complete” and the other as “70 to
75 percent complete.”

      The buyer also said that he employed replacement contractors “every day for
a couple of months” to complete the home at a cost of “around 15,000” dollars.

                                         12
The replacement contractor in charge testified that he worked on the house for a
total of “24 to 36 hours, but [he] would only come in the afternoons . . . . So [the
work] probably drug out for about two months.”          He testified that he billed
approximately $6,600.

         Thus, contrary to the buyer’s contention, the jury heard considerable
evidence of remaining work and of costs that the builder “would have incurred”
had he stayed on the project. Based upon this evidence, the jury could have found,
for example, that the builder would have incurred an additional $6,600 in costs: the
cost of the replacement contractor. The jury could have found that the builder
would have incurred $1,872.62: the costs of completing the budgeted items
according to the lender’s report. The jury also could have found that the builder
would have incurred $15,000: the amount the buyer said he spent to complete the
project.    Subtracting these amounts from an agreed price of $24,450.90, the
evidence would have supported answers to the first damages element as low as
$9,450.90 or as high as $22,578.28. Accordingly, we reject the buyer’s argument
that there was no evidence of any costs the builder would have incurred.

         The buyer’s second argument is that no evidence supports the jury’s finding
that $24,450.90 is the difference between the price and cost components. We
agree.     Because the jury apparently concluded that the price component was
$24,450.90, it necessarily found that “the cost the builder would have incurred”
was $0. Although some evidence supports the price figure, all parties’ evidence at
trial was contrary to a $0 cost figure. Whatever cost the builder would have
incurred in completing the construction, it would have been more than $0. Thus,
the difference between the cost the builder would have incurred and the $24,450.90
unpaid price had to be some amount less than that price. As a result, we hold that
the jury’s award of $24,450.90 for the first element of damages is not supported by

                                          13
legally sufficient evidence. See Wagner & Brown, Ltd. v. Sheppard, 282 S.W.3d
419, 425 (Tex. 2008) (where evidence established that at least some charges were
reasonable and necessary, no evidence supported decision to award no charges).

      B.     No evidence supports the jury’s finding that the difference
             between the “amount [the buyer] agreed to pay” and “the
             expenses [the builder] saved” was $55,713.40.
      The second element of damages also required the jury to determine the
difference between two components: (1) “[t]he amount [the buyer] agreed to pay
[the builder],” less (2) “the expenses [the builder] saved by not completing the
construction.” The jury found this difference to be $55,713.40.         For reasons
similar to those just explained regarding the first element, we agree with the buyer
that the jury’s award of damages for the second element is not supported by legally
sufficient evidence. While the jury’s apparent conclusion that the buyer agreed to
pay the builder $55,713.40 has support in the record, its conclusion that the builder
saved no expenses by leaving the project unfinished does not.

      The jury’s award of $55,713.40 for the second element matches the amount
by which the builder testified the project went over budget—overages that,
according to the builder, the buyer “agreed to pay.” Specifically, the builder points
to the parties’ contract, which states the “[t]otal price” is “BASED ON COST
PLUS,” and that “[e]stimates for this job cost are based on and not limited to what
the Buyer may choose for his or her customization on this project.” The builder
also offered evidence that the buyer’s customization choices and delays early in
construction resulted in additional costs of $55,713.40. For example, the builder
testified that initial permitting delays put the project over budget before it even
began. He also explained that the buyer selected medium- to high-priced “fit and
finish” items, such as cabinets, flooring and light fixtures. Some of these items
cost more than the builder had budgeted. Given this evidence, the jury could
                                         14
reasonably find that the agreed payment component of this damages element was
$55,713.40.6

       By way of a conditional cross-issue,7 the buyer responds that this evidence
cannot be considered in computing contract damages because any agreement
regarding the overages was oral, but the charge defined a “contract” as “a promise
or set of promises, in writing.” According to the buyer, there is no evidence that
any overage damages resulted from a breach of the parties’ written contract. We
disagree.

       Although the parties never agreed to the amount of the overages in writing,
the evidence summarized above permitted the jury to conclude that the buyer
agreed in the written contract to pay for overages. As noted, the contract stated
that the “[t]otal price” is “BASED ON COST PLUS.”                        While the contract
contained figures for the total sale price and the builder’s consulting fee, it
explained that these “[e]stimates” were “based on and not limited to what the
Buyer may choose for his . . . customization.” Given this evidence, the jury could
reasonably have found that the parties’ written contract included an agreement that
       6
          Of course, it would also have been reasonable for the jury to find that the amount the
buyer agreed to pay was $244,396.65—the sale price stated in the contract. That finding would
not change the outcome of this case, however. As discussed below, the parties offered a range of
evidence regarding the expenses saved component. Yet none of the cost figures within that
range, if subtracted from a price of $244,396.65, would equal $55,713.40—the amount awarded
by the jury. Because there was evidence of some amount of damages, however, a new trial is
required as explained below.
       7
          The parties do not address whether the elements of damages here are “separable without
unfairness to the parties,” allowing us to affirm the JNOV on the second element—as the buyer’s
cross-issue requests—while remanding the first element for a new trial. Tex. R. App. P. 44.1(b);
cf. Cheek v. Humphreys, 800 S.W.2d 596, 600 (Tex. App.—Houston [14th Dist.] 1990, writ
denied) (remanding for new trial on one element of damages). For reasons apart from the cross-
issue, however, we conclude below that both elements must be remanded. Thus, regardless of
whether a cross-issue is proper here, the issue the buyer identifies is likely to arise again on
retrial, and we address it in the interest of judicial economy. See English v. English, 44 S.W.3d
102, 104 (Tex. App.—Houston [14th Dist.] 2001, no pet.).

                                               15
the buyer would pay for the total cost of construction even if that cost exceeded the
estimated price stated in the contract.

      The buyer next attacks the second component of this damages element,
arguing that there is no evidence of an amount the builder saved by not completing
construction. We disagree. As explained above, the evidence showed that the
builder would have incurred costs of at least $1,872.62 and perhaps as much as
$15,000 in completing construction. By not completing construction, the builder
saved these expenses. Subtracting these expenses from an agreed payment of
$55,713.40, the evidence would have supported answers to the second damages
element as low as $40,713.40 or as high as $53,840.78. Accordingly, we reject the
buyer’s argument that there was no evidence of any expenses the builder saved by
not completing construction.

      Finally, the buyer argues that no evidence supports the jury’s finding that
$55,713.40 is the difference between the agreed payment and the expenses saved.
We agree. Although there was evidence that the agreed payment component was
$55,713.40, there was no evidence that the expenses saved component was $0.
Because all parties agreed that some expenses were saved by not completing
construction, the difference between those expenses and the agreed payment had to
be some amount less than $55,713.40. As a result, we hold that the jury’s award of
$55,713.40 for the second element of damages is not supported by legally
sufficient evidence. See Wagner & Brown, Ltd., 282 S.W.3d at 425.

      C.     Because the builder offered evidence of damages, but the evidence
             does not support the amounts of damages awarded by the jury,
             the buyer is entitled to a new trial.
      Because no evidence supports the amounts of damages that the jury awarded
the builder, the buyer argues that we must affirm the trial court’s JNOV that the


                                          16
builder takes nothing. We disagree.

       When there is evidence to support some—but not all—of the damages
awarded, it is not appropriate to render JNOV. Guevara v. Ferrer, 247 S.W.3d
662, 670 (Tex. 2007).          As explained above, that is the situation here.                The
conflicting evidence regarding costs and expenses saved supported a wide range of
answers to both elements of damages submitted to the jury. In such cases, the
plaintiff has proved damages; his entitlement to recover them survives a fact
finder’s error in awarding too much. See ERI Consulting Eng’rs, Inc. v. Swinnea,
318 S.W.3d 867, 878–79 (Tex. 2010).                  Accordingly, the trial court erred in
rendering a take-nothing JNOV.

       Nonetheless, the plaintiff is not entitled to any portion of the award that the
evidence does not support. In this situation, we may either suggest a remittitur or
remand for a new trial. See Guevara, 247 S.W.3d at 670. We cannot suggest a
remittitur here because, as discussed above, the evidence allowed the jury to award
as little as $9,450.90 or as much as $22,578.28 for the first damages element
submitted, and as little as $40,713.40 or as much as $53,840.78 for the second
element submitted.        The record thus contains insufficient evidence for us to
calculate a remittitur accurately. We therefore remand for a new trial. See Ford
Motor Co. v. Garcia, 363 S.W.3d 573, 582 (Tex. 2012); Guevara, 247 S.W.3d at
670.8 Because the parties contested liability in the initial trial, a new trial on both

       8
          Although neither party specifically included a request for remand in its appellate brief,
the buyer’s general prayer enables us to remand the case. In addition to requesting affirmance of
the trial court’s take-nothing JNOV, the buyer also prayed for “such further relief to which he
may be entitled.” The buyer’s legal sufficiency argument on damages entitles him to a new trial,
but not to affirmance of the JNOV, so we construe his prayer to request relief in the form of a
remand for a new trial. Cf. Ward v. Dallas Tex. Nat. Title Co., 735 S.W.2d 919, 922 n.11 (Tex.
App.—Dallas 1987, writ ref’d n.r.e.) (holding a “general prayer is sufficient for a remand for
further proceedings”). Looking to the buyer’s prayer for relief is appropriate because it is the
buyer who moved for JNOV on the ground that legally insufficient evidence supported the jury’s
                                                17
liability and damages is necessary. See Tex. R. App. P. 44.1(b).

                                       CONCLUSION

       Because the builder offered some evidence of damages, we sustain the
builder’s principal issue in part and reverse the trial court’s JNOV. The evidence
does not support the full amounts of the jury’s awards, however, so we remand for
a new trial.




                                           /s/    J. Brett Busby
                                                  Justice




       Panel consists of Chief Justice Hedges and Justices Brown and Busby.




awards of damages. Moreover, the buyer expressly included a prayer for a new trial in his JNOV
motion. As explained above, given the evidence, the trial court simply erred in awarding the
buyer more relief than he was entitled to receive on that motion.

                                             18
