[Cite as Tackle Constr. Group, L.L.C. v. Pedtke Ents., Inc., 2018-Ohio-1859.]




                             IN THE COURT OF APPEALS OF OHIO
                                SECOND APPELLATE DISTRICT
                                    MONTGOMERY COUNTY

 TACKLE CONSTRUCTION GROUP,                             :
 LLC.                                                   :
                                                        :    Appellate Case No. 27813
         Plaintiff-Appellant                            :
                                                        :    Trial Court Case No. 16-CVF-01782
 v.                                                     :
                                                        :    (Civil Appeal from
 PEDTKE ENTERPRISES, INC., DBA                          :     Municipal Court)
 SERVEPRO OF NORTHWEST                                  :
 DAYTON                                                 :

         Defendant-Appellee
                                               ...........

                                               OPINION

                              Rendered on the 11th day of May, 2018.

                                               ...........

STEPHEN E. KLEIN, Atty. Reg. No. 0014351, 124 W. Main Street, Troy, Ohio 45373
     Attorney for Plaintiff-Appellant

JONATHON L. BECK, Atty. Reg. No. 0076709, and CHRISTINE N. FARMER, Atty. Reg.
No. 0093824, 130 W. Second Street, Suite 1500, Dayton, Ohio 45402
      Attorney for Defendant-Appellee

                                              .............
                                                                                             -2-


HALL, J.

       {¶ 1} Tackle Construction Group, LLC appeals the amount that the trial court

granted Pedtke Enterprises, Inc., dba Servpro of Northwest Dayton, as a set-off from the

amount that it owes Tackle for construction work on multiple projects. We conclude that

the evidence supports the set-off amount, so we affirm.

                                       I. Background

       {¶ 2} Servpro does disaster clean-up, performing clean-up and restoration

services to damaged structures. It often hires subcontractors to work on restoration

projects. Tackle is one such subcontractor, and Servpro has hired it to perform

construction work on many projects.

       {¶ 3} Tackle filed suit against Servpro in December 2016, claiming that Servpro

owed it $6,320.13 for work that Tackle had done on five different projects—Upper Trent

Way, Holman, Peeks, Adams, and Kimball—either on account or under a theory of unjust

enrichment. Tackle’s complaint asks for judgment in this amount, costs, and “statutory

interest from and after judgment.” Servpro admits in its answer that it owes Tackle money

on the Upper Trent Way, Holman, Peeks, and Adams projects, though Servpro disputes

the amount that it owes on the last one. But Servpro denies that it owes Tackle anything

for the Kimball project. Instead, Servpro claims that it is entitled to a set-off for the profit

that it lost because Tackle failed to complete work on the project. Servpro also asserts

counterclaims against Tackle.1


1 The first two counterclaims allege unjust enrichment on the Adams project and on
another project (Easton/Oxford). The third and fourth counterclaims relate to the Kimball
project. One claim alleges that Tackle breached a contract to perform construction work
on the Kimball project by failing to complete the work. The other claim alleges that
Tackle was unjustly enriched on the project.
                                                                                            -3-


       {¶ 4} A hearing was held in July 2017 before a magistrate at which Peter Elizondo,

Tackle’s owner, and Brian Pedtke, Servpro’s owner, testified. The magistrate found that

the parties do not dispute that Servpro owes Tackle a total of $1,083.01 for the Upper

Trent Way, Holman, and Peeks projects. And on the Adams project, the magistrate

agreed with Tackle that Servpro owed it $5,118.63. As to the Kimball project, which

involved the restoration of a house, the magistrate found that the parties agreed that

Servpro had hired Tackle to do $8,120.66 worth of work on the project, the amount that

Tackle invoiced Servpro, and that Servpro is entitled to a credit of $6,616.81 because

Tackle completed only some of the invoiced work. They also agreed that Servpro had

paid Tackle $2,000 for the project. And they agreed that after Tackle left the Kimball

project, the homeowner fired Servpro before Servpro could finish the restoration. But they

disagreed on whether Tackle’s failure to complete its work was wrongful and on whether

it was Tackle’s failure that caused Servpro to lose the project. While Tackle admitted that

it did not complete the work, it denied that it did so wrongfully. Tackle said that it left the

Kimball project because Servpro refused to “front” Tackle money to buy baseboard that

Tackle had agreed to install in the house. Servpro maintained that it had no obligation to

pay for the baseboard. The magistrate agreed with Servpro and found that Tackle’s failure

to complete its work was wrongful. The magistrate also found that it was because Tackle

failed to finish that Servpro lost the Kimball project. Servpro claimed that as a result of

losing the project, it lost $3,421.08 in expected profit and overhead. The magistrate

agreed and deducted this amount from what Servpro owed Tackle. Consequently, instead

of Servpro owing Tackle money on the Kimball project, the magistrate found that Tackle
                                                                                           -4-


owed Servpro $3,917.23.2

       {¶ 5} In sum, then, for all the projects at issue, the magistrate found that Servpro

owed Tackle $2,284.41. 3 The magistrate recommended that judgment for Tackle be

entered for that amount plus statutory interest from the date of judgment and costs. The

magistrate also recommended that Servpro’s counterclaims be dismissed.

       {¶ 6} Tackle filed objections to the magistrate’s decision with the trial court. The

first four objections concerned the magistrate’s findings related to the Kimball project: that

Servpro was not obligated to pay for the baseboard, that Tackle’s failure to complete its

work was wrongful, that Tackle’s failure to finish caused Servpro to be fired by the

homeowner, and that Servpro lost $3,421.08 on the project. Tackle’s final objection was

that the magistrate failed to award prejudgment interest.

       {¶ 7} After independently reviewing the objections, the trial court agreed with the

magistrate’s findings and conclusions and adopted the magistrate’s decision, overruling

Tackle’s objections. The court entered judgment for Tackle in the amount of $2,284.41

plus court costs and statutory interest from the date of judgment.

       {¶ 8} Tackle appealed.

                                        II. Analysis

       {¶ 9} Tackle assigns two errors to the trial court. The first argues that the finding

that Tackle owes Servpro $3,917.23 on the Kimball project is against the manifest weight


2 This is the invoice amount ($8,120.66) minus the credit for work not done ($6,616.81)
minus the amount that Servpro had paid Tackle ($2,000) plus the amount that Servpro
lost on the project ($3,421.08).
3 This is the amount owed on the Upper Trent Way, Holman, and Peeks projects
($1,083.01) plus the amount owed on the Adams project ($5,118.63) minus the amount
that Tackle owed Servpro on the Kimball project ($3,917.23).
                                                                                        -5-


of the evidence. The second assignment of error argues that Tackle is entitled to

prejudgment interest.

                            A. The Kimball project findings

       {¶ 10} The first assignment of error states:

       THE TRIAL COURT’S JUDGMENT WAS, PURSUANT TO APP.R.

       12(C)(1), AGAINST THE MANIFEST WEIGHT OF THE EVIDENCE AS TO

       THE FINDING OF FACT THAT PLAINTIFF-APPELLANT’S $6,201.64

       AWARD SHOULD BE REDUCED BY $3,917.23.

Tackle challenges four findings on the Kimball project: (1) that Servpro was not required

to purchase the baseboard, (2) that Tackle’s failure to complete its work was wrongful,

(3) that Tackle’s failure to finish caused Servpro to be fired by the homeowner, and (4)

that Servpro lost $3,421.08 on the project.

       {¶ 11} The standard for reviewing criminal weight-of-the-evidence challenges,

established in State v. Thompkins, 78 Ohio St.3d 380, 678 N.E.2d 541 (1997), also

applies to weight-of-the-evidence challenges in civil cases. Crawford v. Hawes, 2013-

Ohio-3173, 995 N.E.2d 966, ¶ 33 (2d Dist.), citing Eastley v. Volkman, 132 Ohio St.3d

328, 2012-Ohio-2179, 972 N.E.2d 517, ¶ 17. “In applying this standard, the appellate

court, reviewing the entire record, weighs the evidence and all reasonable inferences,

considers the credibility of witnesses and determines whether in resolving conflicts in the

evidence, the factfinder clearly lost its way and created such a manifest miscarriage of

justice that the judgment must be reversed and a new trial ordered.” Id.

                 Servpro was not obligated to purchase the baseboard.

       {¶ 12} Tackle argues that the evidence shows that Servpro was obligated to
                                                                                          -6-


purchase the baseboard for Tackle. The evidence supporting Tackle’s argument primarily

comes from the testimony of Peter Elizondo, Tackle’s owner, in which he insists that

Servpro was obligated to purchase the baseboard. Tackle also points to text messages

that Elizondo exchanged with Angela Bowling, Servpro’s office manager, and emails

exchanged with Brian Pedtke, Servpro’s owner. In one text-message exchange, Elizondo

asks Bowling, “Are you guys cutting a check for peeks and I need need a draw for Kimball

for fridge and trim work.” (Plaintiff’s Exhibit A-4b). Bowling responds, “Yes but I need to

wait until Brian gets back from his appointments he had two first thing.” (Id.). In an email

sent to Pedtke the same day, Elizondo tells him that “* * * Kimball wants a fridge and I

have to order all the trim its going to be quite expensive definitely need the funds to order

it.” (Plaintiff’s Exhibit A-4d). Pedtke replies, “Let me look at the estimate for the numbers

on the fridge. Once I give you the amount he can pick it out and sign off.” (Id.). Later in

the day, Pedtke replies again, saying, “* * * Also, When will Kimball be done? * * *”

(Plaintiff’s Exhibit A-4c).

       {¶ 13} But Elizondo’s testimony and the text messages and emails show at most

only that Tackle might have thought that Servpro was obliged to purchase the baseboard.

There is no evidence that Servpro agreed to do so. Pedtke testified that Servpro does

sometimes “front” money to subcontractors as a courtesy, not because it is obligated to

do so. Whether, when, and how much to give a subcontractor before the work is done are

decisions entirely within Servpro’s discretion. Indeed, this is illustrated here by the fact

that Servpro gave Tackle $2,000 on the Kimball project even though Tackle had not yet

done $2,000 worth of work and that this amount does not appear to have a calculable

basis. With respect to the Kimball project, Pedtke did testify that he did not expect Tackle
                                                                                          -7-


to pay for the baseboard and that Servpro would have paid for it—if Tackle had found

baseboard that was acceptable. But finding acceptable baseboard proved to be difficult,

and Tackle did not find any: “The big problem with the job,” Pedtke testified, “was

obtaining the exact same like, kind and quality of baseboards. They [Tackle] were unable

to find them.” (Tr. 61). Elizondo admitted as much in a text message, saying that he

“can[’]t find the original base[board],” though he said that he did find other baseboard,

which he believed could substitute. (Plaintiff’s Exhibit A-4e).

       {¶ 14} In sum, the evidence does not show that Servpro was obligated to front

Tackle money to purchase baseboard for the Kimball project. And even if there were such

an obligation, the evidence suggests that Tackle never found baseboard that was

acceptable. The trial court did not clearly lose its way by finding that Servpro was not

obligated to purchase the baseboard for Tackle.

           Tackle’s failure to finish work on the Kimball project was wrongful.

       {¶ 15} Tackle next argues that the evidence shows that its failure to finish work on

the Kimball project was not wrongful. Elizondo testified that he told Servpro that he had

found the baseboard and needed money to buy it because it was quite expensive. After

a month of waiting for money, said Elizondo, Tackle left the Kimball project because it did

not have the funds to pay for the baseboard. So it was Servpro’s refusal to pay for the

baseboard, Elizondo says, that prevented Tackle from finishing its work.

       {¶ 16} We have upheld the finding that Servpro was not obligated to pay in

advance for the baseboard. Which can mean only that it was Tackle’s obligation. We note

too that Elizondo testified that “everything on this invoice right here [Tackle’s invoice for

the Kimball project] is the work I was supposed to do.” (Tr. 13). The installation of
                                                                                           -8-


baseboard is listed on the invoice, and Elizondo testified that the total cost for that work

includes not only installation but also the baseboard itself. This too suggests that Tackle

was obligated to purchase the baseboard for the project. The trial court did not clearly

lose its way by finding that Tackle’s failure to complete its work on the Kimball project was

wrongful.

            Tackle’s failure to finish caused Servpro to lose the Kimball project.

       {¶ 17} Tackle argues that the evidence shows that Servpro’s refusal to pay for the

baseboard caused it to lose the Kimball project.

       {¶ 18} Pedtke testified that as a result of Tackle’s failure to install the baseboard,

Servpro was fired by the homeowner. Pedtke explained that “[t]he big problem with the

job was obtaining the exact same like, kind and quality of baseboards. They [Tackle] were

unable to find them.” (Tr. 61). After Tackle left the project, said Pedtke, Servpro tried to

find acceptable baseboard but failed. At that point, said Pedtke, the homeowner “was not

happy with the fact that we could not find the baseboards * * * and she ended up firing us.”

(Id.). We said earlier that the evidence suggests that Tackle was required to supply and

install the baseboard for the project. The just-quoted testimony from Pedtke suggests that

by failing to install the baseboard Tackle proximately caused Servpro to lose the entire

project. On this record we cannot say the trial court clearly lost its way by finding that

Tackle’s failure to finish work on the Kimball project resulted in Servpro losing the project.

                        Servpro lost money on the Kimball project.

       {¶ 19} Lastly, Tackle argues that the evidence does not support the finding that

Servpro lost $3,421.08 on the Kimball project.

       {¶ 20} The Kimball project was an insurance claim under the homeowner’s policy,
                                                                                            -9-


so the insurance company was paying Servpro for the project. The insurance company

estimated that the total cost of the work that needed to be done on the project would be

$25,242.56. The total cost estimate includes not only amounts for labor and materials but

also amounts for profit and overhead. The total amount allocated for profit and overhead

is $3,421.08, an equal amount being allocated to each. It was Pedtke’s testimony that

Servpro lost this entire amount as a result of losing the Kimball project.

       {¶ 21} Tackle argues that Servpro could not have lost the entire amount. Tackle

points out that the insurance company’s cost estimate separately lists each item of work

that needs to be done and, in addition to the item’s estimated material or labor cost, an

amount of profit and overhead for the item. So, for example, item number 18 on the

estimate is “Baseboard - 10" hardwood - 2 piece.” (Defendant’s Exhibit C1). The

estimated quantity of baseboard needed is 55.84 linear feet, the estimated price is $11.15

per foot, and the amount of overhead and profit is $130.74. The sum of the overhead-

and-profit amount for each item is $3,421.08. Servpro received a total of $24,242.56 from

the insurance company and returned $10,287.14 to the homeowner for the work that

Servpro did not complete. Using a series of calculations based on the amount that

Servpro returned to the homeowner, Tackle concludes that Servpro’s lost profit and

overhead was only $1,714.52.

       {¶ 22} Here, as an initial matter, we do not quite follow the series of calculations

that Tackle uses to determine Servpro’s lost profit and overhead. But more importantly,

as Servpro points out, these calculations were not presented at the hearing. Indeed, no

alternative calculation for Servpro’s loss on the Kimball project was presented. “The

determination of the existence and amount of the lost profits is a question of fact.” (Citation
                                                                                          -10-

omitted.) Kosier v. DeRosa, 169 Ohio App.3d 150, 2006-Ohio-5114, 862 N.E.2d 159, ¶

33 (6th Dist.). “The general rule regarding damages in civil cases is that they must be

proven with certainty, but the amount may be reasonably estimated. ‘Damages are not

rendered uncertain because they cannot be calculated with absolute exactness. It is

sufficient if a reasonable basis of computation is afforded, although the result be only

approximate.’ ” (Citation omitted.) TJX Cos., Inc. v. Hall, 183 Ohio App.3d 236, 2009-

Ohio-3372, 916 N.E.2d 862, ¶ 32 (8th Dist.), quoting Palmer v. Connecticut Ry. & Lighting

Co., 311 U.S. 544, 559-560, 61 S.Ct. 379, 85 L.Ed. 336 (1941). Here, the evidence

supports the finding that Servpro lost $3,421.08 on the Kimball project. This is the amount

of overhead and profit on the project calculated by the insurer in its cost estimate. And it

is the amount that Pedtke testified Servpro lost. How much of $10,287.14 that Pedtke

returned to the home owner was profit rests largely on the credibility of Pedtke’s

testimony. “The credibility of the witnesses and the weight to be given to their testimony

are primarily matters for the trier of facts to resolve.” Crawford, 2013-Ohio-3173, 995

N.E.2d 966, at ¶ 38, citing State v. DeHass, 10 Ohio St.2d 230, 231, 227 N.E.2d 212

(1967). “The decision whether, and to what extent, to credit the testimony of particular

witnesses is within the peculiar competence of the factfinder, who has seen and heard

the witness.” State v. Lawson, 2d Dist. Montgomery No. 16288, 1997 WL 476684, *4

(Aug. 22, 1997). We defer to the trial court’s credibility determinations in calculating

Servpro’s loss on the Kimball project. The trial court’s calculation of Servpro’s loss on the

Kimball project is not against the manifest weight of the evidence.

       {¶ 23} When applying the manifest-weight-of-the-evidence standard in a civil case

we have said “[t]he discretionary power to grant a new trial should be exercised only in
                                                                                         -11-


the exceptional case in which the evidence weighs heavily against the judgment.”

(Citation omitted.) Crawford at ¶ 33. This is not the exceptional case in which the evidence

weighs heavily against the judgment of the trial court, creating a manifest injustice.

       {¶ 24} The first assignment of error is overruled.

                                B. Prejudgment interest

       {¶ 25} The second assignment of error states:

       PLAINTIFF-APPELLANT IS ENTITLED TO PRE-JUDGMENT INTEREST

       ON ITS AWARD.

Tackle argues that it is entitled to prejudgment interest under R.C. 1343.03(A) from

September 1, 2016, which it claims is the date that its claim against Servpro accrued.

       {¶ 26} Neither the magistrate nor the trial court made any finding with respect to

prejudgment interest. Perhaps this is because the first time that Tackle mentioned it was

in its objections. The request for relief in the complaint asks only for “statutory interest

from and after judgment.” And Tackle never filed a motion asking for prejudgment interest.

While it may be that, as Tackle argues, R.C. 1343.03(A) gives Tackle a right to

prejudgment interest, it does not appear that Tackle availed itself of this right. We do not

see how we can say that the trial court erred by not awarding something that was never

requested. Moreover interest under R.C. 1343.03(A) relates to the date that “money

becomes due and payable.” In this disputed matter, where the court applied an offset, the

appellant failed to demonstrate whether or what money was due and payable until the

judgment of the trial court.

       {¶ 27} The second assignment of error is overruled.

                                     III. Conclusion
                                                                                 -12-


      {¶ 28} We have overruled both of the assignments of error presented. The trial

court’s judgment is therefore affirmed.

                                     .............



WELBAUM, P. J. and FROELICH, J., concur.


Copies mailed to:

Stephen E. Klein
Jonathon L. Beck
Christine N. Farmer
Hon. Cynthia M. Heck
