Affirmed and Memorandum Opinion filed August 16, 2016.




                                     In The

                    Fourteenth Court of Appeals

                             NO. 14-15-00463-CV

               CROSSLAND ACQUISITION, INC., Appellant
                                       V.

                      HNTB CORPORATION, Appellee

                   On Appeal from the 190th District Court
                           Harris County, Texas
                     Trial Court Cause No. 2013-63341


                 MEMORANDUM                     OPINION

      Crossland Acquisition, Inc. appeals the trial court’s grant of summary
judgment in favor of HNTB Corporation. In a single issue, Crossland contends the
trial court erred in determining that the parties’ contracts required Crossland to
complete all services for a fixed maximum price. We affirm.
                                    BACKGROUND

        The Texas Department of Transportation (“TxDOT”) hired HNTB in June
2006 to serve as the program manager in charge of planning and design
management for the U.S. 290/Hempstead corridor expansion program. HNTB, in
turn, hired numerous subcontractors to perform a broad range of services including
financial planning, right-of-way surveying and acquisition, utility coordination,
geotechnical services, design support, and construction oversight.

        Crossland was one of the subcontractors HNTB hired to perform right-of-
way acquisition services for certain parcels of land along the highway expansion
project.   To that end, HNTB and Crossland signed a Master Agreement in July
2006.      The Master Agreement provided the general terms governing the
relationship between HNTB and Crossland but did not identify any specific
services that Crossland would perform under the contract; instead, the Master
Agreement provided that HNTB and Crossland would use Task Orders to describe
their “mutual agreement on the scope of the Services, schedule, compensation and
other particulars . . . .”

        HNTB and Crossland executed several Task Orders; relevant to this case are
Task Orders 3 and 4.         These Task Orders identified right-of-way acquisition
services Crossland was to perform concerning two groupings of land tracts
collectively referred to as Proposition 12 and Proposition 14.       Task Order 3
provided that, “[i]n return for the performance of the foregoing obligations, HNTB
shall pay to [Crossland] the maximum amount of $1,988,636.46 . . . .” Task
Order 4 similarly provided that HNTB would pay Crossland the “maximum
amount” of $1,079,550.74 in return for Crossland’s performance of its obligations
under that Task Order.



                                           2
       Task Orders 3 and 4 further provided that the “maximum amount” owed
under each Task Order was payable pursuant to a fee schedule attached to each
Task Order. The fee schedules for both Task Orders identified the “method of
payment” as “specified rate,” meaning that HNTB would pay Crossland for the
work Crossland performed during the previous billing cycle based on specified
hourly rates.

       The parties subsequently executed four supplemental agreements pertaining
to Task Order 3 and two supplemental agreements pertaining to Task Order 4. The
supplemental agreements enlarged the scope of work Crossland was to perform,
extended the termination dates of the Task Orders, and increased the maximum
amounts payable under the Task Orders.1

       Work proceeded on the U.S. 290/Hempstead corridor expansion program for
several years. In early 2012, Crossland notified HNTB that it would “reach its
maximum sum payable on Task Order 3” during that billing cycle. Crossland
asserted that because the contract was “a cost-reimbursement contract with a
maximum sum and negotiated rates, not a fixed[-]price agreement,” it had “no
authorization to perform work which will exceed this maximum sum.”
Accordingly, Crossland stated that it would cease all work under Task Order 3
once the maximum amount payable was reached. HNTB responded as follows:



       1
         To account for the additional scope of services added under Task Order 3, the parties
executed supplemental agreements that extended the termination date from September 30, 2011,
to January 31, 2013, and increased the maximum amount payable to $2,700,775.69.
        Task Order 4 was amended by supplemental agreements to extend the termination date
from June 30, 2012, to November 30, 2013, and to increase the maximum amount payable to
$1,282,100.74. One supplemental agreement to Task Order 4 changed the method of payment
for work performed under that specific supplemental agreement to “unit costs,” meaning that
HNTB paid Crossland specified amounts when Crossland hit certain “milestones” — completion
of specified tasks.

                                              3
      We are in receipt of your letter . . . noting that Crossland will reach its
      maximum amount under this Task Order during this current period.
      Please note that the maximum amount is also subject to the contracted
      scope of services. . . . Note that management of the available funds to
      complete the contracted scope of services is the responsibility of
      Crossland related to services contracted in a specific work
      authorization.      Should appropriate actions not be taken or
      unsatisfactorily taken [sic] to manage the work tasks within the
      budget, this does not necessarily relieve the provider of the
      responsibility for the contracted scope of services.
      While Crossland has indicated that they may be approaching the
      maximum amount, we have not received adequate detail on proposed
      additional scope or justification clarifying that additional scope of
      work is warranted. Note that we have had numerous conversations
      and provided email correspondence on our concern that the funds
      needed to be adequately managed based on contracted scope of
      services. . . .
      . . . In accordance with the contract, you should not perform any
      additional scope of services unless specifically included in a
      supplemental work authorization approved by TxDOT. However, this
      does not relieve you from the responsibility of performance of the
      current contracted scope.

Crossland continued to perform work under the Task Orders, but was not paid for
any work beyond the maximum amounts stipulated in the Task Orders and the
supplemental agreements.2

      Crossland sued HNTB in October 2013 asserting breach of contract and
quantum meruit claims. Crossland contended that its contracts with HNTB only
required it to perform work on an hourly basis until it reached the maximum
amount payable; upon reaching that amount, Crossland contended, it could
perform no further work absent agreement with HNTB to increase the maximum
amount payable regardless of the completion status of any pending tasks.

      2
        Crossland contends it is owed an additional $967,785.07 for uncompensated work it
performed beyond the maximum amounts payable under Task Orders 3 and 4.

                                           4
Accordingly, Crossland contended that HNTB breached the contract by requiring
Crossland to perform work without compensation. Alternatively, Crossland argued
that it was entitled to recover value of the work that it performed for HNTB in
excess of the contractual maximum amounts under a theory of quantum meruit.

      Crossland and HNTB filed cross-motions for summary judgment in
December 2014. The trial court denied Crossland’s motion and granted HNTB’s
motion in January 2015. Crossland subsequently contended that the parties had
moved for summary judgment only on Crossland’s breach of contract claim. The
trial court issued an amended order in February 2015 clarifying that its January
summary judgment order was interlocutory. HNTB then moved for summary
judgment on Crossland’s quantum meruit claim, which the trial court granted in
May 2015. The second summary judgment order resolved all claims in the case
and resulted in a final judgment.3 Crossland timely appealed.

                   STANDARD OF REVIEW AND APPLICABLE LAW

      We review summary judgments de novo. Valence Operating Co. v. Dorsett,
164 S.W.3d 656, 661 (Tex. 2005). In a traditional motion for summary judgment,
the movant must show there is no genuine issue of material fact and that the
movant is entitled to judgment as a matter of law. Tex. R. Civ. P. 166a(c); Cantey
Hanger, LLP v. Byrd, 467 S.W.3d 477, 481 (Tex. 2015). When both parties move
for summary judgment and the trial court grants one motion and denies the other,
we review both sides’ summary judgment evidence and render the judgment the
trial court should have rendered. S. Crushed Concrete, LLC v. City of Houston,
398 S.W.3d 676, 678 (Tex. 2013).

      3
          HNTB moved for summary judgment on Crossland’s quantum meruit claim on both
traditional and no-evidence grounds. Our disposition based on HNTB’s traditional motion
makes it unnecessary for us to address whether summary judgment was proper on no-evidence
grounds.

                                           5
      In this case, the trial court’s summary judgment involved interpretation of
the parties’ contracts. “Absent ambiguity, contracts are construed as a matter of
law.” Plains Expl. & Prod. Co. v. Torch Energy Advisors Inc., 473 S.W.3d 296,
305 (Tex. 2015). In construing a contract, we attempt to ascertain the parties’ true
intentions as expressed in the language they chose, and we avoid unreasonable
constructions when possible. Id. We consider the entire contract, giving effect to
all provisions so that none are rendered meaningless. Id. “No single provision
taken alone is given controlling effect; rather, each must be considered in the
context of the instrument as a whole.” Id. We give words their plain, common, or
generally accepted meaning unless the contract shows that the parties used words
in a technical or different sense. Id.

      Whether a contract is ambiguous is a question of law that must be decided
by examining the contract as a whole in light of the circumstances present when
the contract was entered. Columbia Gas Transmission Corp. v. New Ulm Gas,
Ltd., 940 S.W.2d 587, 589 (Tex. 1996).        A contract is not ambiguous if its
language can be given a certain or definite meaning. Plains Expl. & Prod. Co.,
473 S.W.3d at 305.

      If a contract is ambiguous — meaning it is subject to two or more reasonable
interpretations — then summary judgment is not proper.          See id.    Extrinsic
evidence of the parties’ intent is not admissible to create an ambiguity, but the
contract may be read in light of the circumstances surrounding its execution to
determine whether an ambiguity exists.        Id.   “Mere disagreement over the
interpretation of an agreement does not necessarily render the contract
ambiguous.” Id.




                                         6
                                    ANALYSIS

      Crossland contends in a single issue that the trial court erred in determining
— by granting HNTB’s motions for summary judgment — that the parties’
contracts required Crossland to complete all services for a fixed maximum price.
Crossland contends that a plain reading of the contractual documents makes clear
that Crossland was not required to complete all services under Task Orders 3 and 4
for all parcels for the “maximum amount.”

      HNTB contends that the contracts required Crossland to complete the stated
services for all tracts of land under a capped hourly fee structure wherein
Crossland would be paid on an hourly basis up to a specified dollar amount. In
other words, HNTB contends it was entitled to Crossland’s performance of the
identified services for the maximum amounts — or less if Crossland finished the
services expeditiously.

      We begin by reviewing the contracts’ relevant provisions.

I.    Master Agreement

      The Master Agreement sets out general terms governing the parties’ multi-
year agreement. The Master Agreement states that the specifics of the agreement
— “the scope of the Services, schedule, compensation and other particulars” —
will be described in Task Orders, which are “binding only after acceptance and
execution by duly authorized representatives of both parties.” Relevant provisions
of the Master Agreement further state that:

       “[Crossland] shall provide the Services described in Section A (Scope of
         Services) of each Task Order;”

       “[Crossland] shall perform the Services pursuant to the time frame set
         forth in Section B (Schedule) of each Task Order” and that

                                          7
            “[Crossland]’s failure to so perform shall be considered a material
            breach” of the Master Agreement;

        “HNTB shall pay [Crossland] in accordance with Section C
            (Compensation) of each Task Order and in accordance with all applicable
            provisions of the Prime Agreement;”4 and

        “There is no guarantee, either expressed or implied, as to the actual dollar
            amount that will be authorized under this Agreement through Task
            Orders. In no event shall Task Orders be issued that will exceed the
            maximum amount authorized by [TxDOT].”

II.    Task Orders

       The two Task Orders relevant to this dispute are Task Orders 3 and 4. Both
Task Orders state that Crossland “shall perform” the services identified in the
attached exhibits; that Crossland “shall perform” those services “and deliver the
related Documents (if any) according to” the schedules in the attached exhibits;
and “[i]n return for the performance of the foregoing obligations, HNTB shall pay
to [Crossland] the maximum amount[s] of” $1,988,636.46 (Task Order 3) and
$1,079,550.74 (Task Order 4) “in accordance with Attachment E and E-1 of the
Master Agreement and the attached Exhibit D – Fee Schedule.”5,6


       4
          The Prime Agreement — the contract between HNTB and TxDOT — contains a
provision requiring HNTB to pay any subproviders (such as Crossland) within 10 days after
receiving payment from TxDOT. The Prime Agreement does not contain any other clauses
relevant to this dispute. Moreover, the Master Agreement provides that all portions of the Prime
Agreement “pertinent to [Crossland]’s responsibilities, compensation, and timing of Services and
not in conflict with any provision of [the Master Agreement] are incorporated herein and made
binding on [Crossland].” The Master Agreement does not make any of the Prime Agreement’s
terms binding on HNTB in the context of the HNTB/Crossland relationship. The Master
Agreement further provides that, in the event of a conflict between the terms of the Master
Agreement and the Prime Agreement, the Master Agreement controls.
       5
           As previously discussed, the “maximum amount[s]” payable were increased by
                                               8
       A.      Task Order 37

       Task Order 3 states that it “includes [right-of-way] acquisition management
services for the Proposition 12 portion of the IH 610/US 290 interchange and select
advance acquisitions along US 290 such as for detention pond parcels.”

       Under Task Order 3, Crossland “shall be responsible for management of all
services and preparation of all documentation for all Final [right-of-way]
acquisition, easement acquisition, permitting and related relocation assistance . . .
.” Task Order 3 sets out a number of services Crossland is obligated to perform,
including right-of-way acquisition management; title services; initial appraisal
services; initial appraisal review services; appraisal update services; appraisal
review update services; right-of-way negotiations; closing services; relocation
assistance services; condemnation support (including pre-hearing and post-hearing
support); clearance/demolition of final right-of-way services; and deliverables



supplemental agreements to $2,700,775.69 (Task Order 3) and $1,282,100.74 (Task Order 4).
       6
         The Master Agreement does not appear to contain an Attachment E, but does contain
the Prime Agreement as an exhibit, and the Prime Agreement contains an Attachment E
consisting of fee and rate schedules. The Prime Agreement’s Attachment E identifies the “basis
of payment for this contract” as both “Specified Rate Basis” and “Cost Plus Fixed Fee.”
Attachment E states that under the “Specified Rate Basis” basis of payment “[p]ayment shall be
based on the actual hours worked multiplied by the specified rate for each type of labor plus
other agreed to special direct cost items,” and that “[t]he specified rate is not subject to audit.”
Attachment E also includes a rate schedule applicable to Crossland that identifies the hourly rates
for various classifications of Crossland employees.
        HNTB and Crossland executed two supplemental agreements to the Master Agreement.
Attachment E-1 to Supplemental Agreement 1 is a revised hourly rate schedule for Crossland
employees. Attachment E-2 to Supplemental Agreement 2 — which was executed after Task
Orders 3 and 4 were executed — consists of a revised rate schedule identifying maximum costs
for certain types of services.
       7
         The specific terms of the Task Orders concerning scope of services, schedule, and
compensation are set out in exhibits attached to each Task Order. In the interest of convenience,
we simply refer to the relevant Task Order when discussing any terms contained in a Task
Order’s pertinent exhibits.

                                                 9
(including, e.g., monthly summaries of expenses, budget projections, and monthly
status reports).

       B.     Task Order 4

       Task Order 4 states that Crossland “will provide the overall project
supervision, management, scheduling, administration for [right-of-way] acquisition
services for the Proposition 14 portion of the IH 610/US 290 Interchange
Outbound Connectors project.” It further states that Crossland “shall complete all
administrative activities and assemble all documentation sufficient for the State to
acquire the Final [right-of-way] as applicable to the 34 parcels covered in this Task
Order.”

       As in Task Order 3, Task Order 4 identifies a number of services Crossland
is expected to complete.             For example, in one section titled “PMC’s
Responsibility”8 the Task Order states:

       During the initial period of this Task Order, [Crossland] shall be
       responsible for management of all services and preparation of all
       documentation for all Final [right-of-way] acquisition, easement
       acquisition and related relocation assistance for all parcels identified
       in Segment 3 [right-of-way] Maps east of W. 34th Street and north of
       US 290 as well as parcels in the Segment 2 [right-of-way] Maps east
       of IH 610 at Minimax and at Old Katy Road and associated parcels
       for detention as required to construct the Segment 3 outbound
       connectors project as approved by the Texas Transportation
       Commission in October 2010 for Proposition 14 funding related to
       [right-of-way] acquisition/Utility relocation and Construction . . . .
       The Work related to Final [right-of-way] acquisition includes, but is
       not limited to appraisal, appraisal review, negotiation, acquisition,

       8
           Task Orders 3 and 4 refer throughout to “the Consultant” and “the PMC.” “The
Consultant” is defined as Crossland. Both Task Orders also state that “[t]he Consultant is a
member of the US 290/Hempstead Corridor Program Management Consultant (PMC). For the
initial period of this Task Order, the Consultant will participate and/or support all tasks noted
herein as the responsibility of the Program Management Consultant (PMC) . . . .”

                                               10
       procurement of title insurance, clearing of title, closing of
       acquisitions, condemnation support, all exhibits and photos associated
       with condemnation services and proceedings required by the Attorney
       General’s office, relocation assistance, clearance/demolition of
       improvements, and environmental testing and remediation, as
       required.

The Task Order then provides detailed descriptions of specific services required
under each of the general categories of services identified in the paragraph above.

III.   Contract Interpretation

       Neither party contends the contracts are ambiguous; rather, each party
asserts that the contracts unambiguously require the outcome for which they
advocate. See Plains Expl. & Prod. Co., 473 S.W.3d at 305 (disagreement over the
interpretation of an agreement does not necessarily render the contract ambiguous).
However, contract ambiguity is a question of law for us to decide regardless of the
parties’ positions. See Sage St. Assocs.v. Northdale Constr. Co., 863 S.W.2d 438,
445 (Tex. 1993).

       Crossland advances a number of arguments in support of its contention that
the contracts did not require it to complete all services for all land parcels for a
fixed price.   Although Crossland does not clearly delineate its contentions,
Crossland appears to contend that: (1) it was contractually obligated to provide
only “deliverables;” (2) it was contractually obligated to perform only work before
the contractual termination dates; (3) the contracts did not explicitly identify the
tracts of land on which Crossland was required to perform right-of-way services;
(4) it could not be required to perform all services for all tracts for the “maximum
amount” because the contracts allowed HNTB and TxDOT to assign additional
tracts of land under supplemental agreements at a later date; and (5) because the
contracts specified that Crossland would be paid specified hourly rates that were


                                         11
“not subject to audit,” requiring Crossland to perform unpaid work beyond the
“maximum amount” would violate the contracts. We address each argument in
turn.

        A.    Deliverables

        Crossland contends that “[d]uring the time limitations of Task Orders 3 and
4, Crossland was contractually obligated to provide ‘deliverables.’” Crossland
argues that the deliverables it was required to provide consisted of monthly status
reports, budget projections, and anticipated funding requirements, and that “[t]hese
‘deliverables’ were the ‘foregoing obligations’ Crossland had to perform in order
to get paid under the contract.”

        Crossland cites to no contractual provision stating it is required to provide
only “deliverables” under the contracts. To the contrary, the Master Agreement
states that Crossland “shall provide the Services described in Section A (Scope of
Services) of each Task Order.” The Task Orders’ “Section A. - Scope of Services”
provisions state that Crossland “shall perform” services identified in exhibits to the
Task Orders.     As described in detail above, the relevant Task Order exhibits
identify a laundry list of services that Crossland is to perform, one of which is to
provide “deliverables.”

        Crossland’s contention that its only obligation under the contracts was to
provide “deliverables” is an impermissibly narrow reading of the express contract
language.     Crossland’s contract required Crossland to perform services; the
“deliverables” were documents reflecting the intangible services Crossland
performed. We conclude that the contracts unambiguously required Crossland to
perform the numerous right-of-way acquisition services identified in the Task
Orders, one of which was to provide timely deliverables evidencing Crossland’s
progress on other contractually required services.
                                          12
      B.     Termination Dates

      The Task Orders contained work schedules with project completion dates.
As additional work was assigned to Crossland that exceeded the scope of the Task
Orders, the parties executed supplemental agreements that extended the
termination dates. Crossland argues that “the contract’s termination dates were the
timeline during which Crossland was required to provide, but not complete, its
budgeted level of effort services for the parcels.” Essentially, Crossland appears to
argue that it was required to stop work on the projects once the termination dates
were reached absent an amendment to the Task Orders.

      Crossland’s interpretation ignores language in the Master Agreement stating
that Crossland “shall perform the Services pursuant to the time frame set forth in
Section B (Schedule) of each Task Order,” and that Crossland’s “failure to so
perform shall be considered a material breach” of the Master Agreement. Contrary
to Crossland’s assertion, the contracts did not expire on the termination dates;
rather, Crossland was required to complete all tasks for all tracts of land under each
Task Order by the termination dates, and its failure to do so constituted a material
breach of the contracts.

      C.     Identification of Parcels

      Crossland argues that the Task Orders did not explicitly identify the tracts of
land on which Crossland was required to perform right-of-way services. Crossland
appears to be arguing that it could not be required to perform all services for all
tracts if it did not know which tracts were encompassed by each Task Order.

      Crossland’s argument lacks merit. Task Order 3 states that it “includes
[right-of-way] acquisition management services for the Proposition 12 portion of
the IH 610/US 290 interchange and select advance acquisitions along US 290 such


                                         13
as for detention pond parcels.” Task Order 4 states that Crossland “will provide
the overall project supervision, management, scheduling, administration for [right-
of-way] acquisition services for the Proposition 14 portion of the IH 610/US 290
Interchange Outbound Connectors project,” and specifies that the Task Order
covers 34 parcels.

       Although the parcels comprising Proposition 12 were not specifically
identified in Task Order 3, meeting notes from a June 15, 2010 right-of-way
coordination meeting — more than a month before Crossland signed Task Order 3
— state that “[t]he Proposition 12 parcels are identified in the spreadsheet
handout.” The meeting notes indicate that three Crossland representatives were
present, including Crossland’s president who signed Task Order 3. The meeting
handout consists of a spreadsheet identifying the “US 290-Houston Proposition 12
Parcels;” this spreadsheet provides Tax IDs, identifies owners of record, and
includes other pertinent information for each parcel. Similarly, an email dated two
days before Crossland signed Task Order 3 shows that Crossland had access to the
legal descriptions and plats for the Proposition 12 parcels.

       Reading the contracts in light of the circumstances surrounding their
execution, we conclude that no ambiguity exists as to the parcels covered by the
Task Orders. See Plains Expl. & Prod. Co., 473 S.W.3d at 305; see also Cook
Composites, Inc. v. Westlake Styrene Corp., 15 S.W.3d 124, 132 (Tex. App.—
Houston [14th Dist.] 2000, pet. dism’d) (“We are free to examine prior
negotiations and all other relevant incidents bearing on the intent of the parties . . .
.”).   Crossland agreed to perform services under Task Order 3 for tracts in
Proposition 12 that were specifically known to Crossland, and under Task Order 4
for 34 tracts in Proposition 14. We reject Crossland’s argument that the contracts
could not require Crossland to perform all services for all parcels for a set

                                          14
maximum price due to uncertainty regarding what parcels were covered by the
agreements.

      D.      Supplementation of Task Orders

      As in its previous argument, Crossland also contends it could not be required
to perform all services for all tracts for the “maximum amount” because the
contracts allowed HNTB and TxDOT to assign additional tracts of land under
supplemental agreements at a later date. Crossland cites to language in the Task
Orders that “[t]he State, at its option, may elect to expand, reduce or delete the
extent of each work element . . . .” Crossland also cites to language that:

      [t]here is no guarantee that any or all of the services described in this
      Task Order will be assigned by the State and/or HNTB during the
      term of this Task Order. The State, at its option, may elect to have
      any of the services set forth herein performed by other consultants or
      TxDOT staff. The Services on this Task Order are generally for
      major elements during Preliminary and Final Design Development
      and many of these services have started in the previous Task Orders . .
      . and/or will be completed or continued in subsequent Task Orders as
      deemed necessary by the State.
Crossland contends that the trial court’s interpretation of the contract requires
Crossland to complete services for an unknown number of tracts for a set
maximum price.

      Viewing all of the contracts’ terms as a whole, we conclude that Crossland’s
interpretation is misguided. While the Task Orders do provide that TxDOT may
expand, reduce, or delete the extent of the work assigned, they only allow TxDOT
to do so “provided such action does not alter the intent of” the Task Orders. To
that end, each time TxDOT or HNTB desired Crossland to perform services for
additional parcels not previously included under the Task Orders, HNTB and
Crossland executed supplemental agreements to the Task Orders that (1) identified

                                         15
the new parcels and services required; and (2) increased the maximum amounts
payable and extended the Task Orders’ termination dates.

      Additionally, the contracts’ scope of services are not indefinite merely
because there is no guarantee that any or all of the services described in the Task
Orders will be assigned by the State or HNTB.             As discussed below, the
contractual notice that “[t]here is no guarantee that any or all of the services . . .
will be assigned” explains why Crossland was paid on an hourly rate basis rather
than in a lump sum. Crossland could earn up to the maximum amounts payable if
it performed services for all identified tracts; but if TxDOT or HNTB chose not to
assign certain tracts, then Crossland’s diminished compensation would reflect that
it performed services only for a smaller number of tracts. Just as the Task Orders
contain maximum amounts payable, they also contain limits on the number of
tracts Crossland is expected to service.           In other words, the contracts
unambiguously state that, while TxDOT or HNTB may assign less work to
Crossland under the contracts, they may not assign more work without an
agreement with Crossland concerning the terms surrounding that additional work.

      We reject Crossland’s contention that the contracts could require it to
perform an unlimited amount of work for a set maximum price.

      E.     Specified Rate

      Crossland argues that in the contracts the parties stipulated Crossland would
be paid specified hourly rates that were “not subject to audit;” according to
Crossland, requiring it to perform unpaid work beyond the “maximum amount”
would violate those provisions. Crossland argues the contracts could not have
required it to perform all services for all tracts for a set maximum amount.




                                         16
       Crossland’s argument conflates two distinct concepts: (1) the total amount
of compensation to be paid under the Task Orders; and (2) the method by which
that compensation is to be paid.

       The Task Orders explicitly state that, “[i]n return for the performance of the
foregoing obligations, HNTB shall pay to [Crossland]” specified maximum
amounts identified in the Task Orders. Supplemental agreements to the Task
Orders “increase[d] the maximum amount[s] payable” under the relevant Task
Orders.

       By contrast, other Task Order provisions specified the “method of payment”
as “specified rate.” The fee schedules attached to the Task Orders provided hourly
rates applicable to different types of Crossland employees.

       Harmonizing these provisions, we conclude the contracts explicitly and
unambiguously state that the total amount of compensation Crossland was to
receive in return for the performance of its services was capped at a fixed
maximum amount. Under the “specified rate” method of payment, Crossland
earned its fee on an hourly basis up to that maximum amount. The “specified rate
is not subject to audit” language does not foreclose a cap on the overall contract
price; it only forecloses renegotiation of the hourly rates.9

IV.    Propriety of Summary Judgment

       Having rejected all of Crossland’s arguments in favor of its contractual
interpretation, we determine as a matter of law that the unambiguous contract
language required Crossland to perform all services for all tracts of land for
compensation not to exceed the maximum amount stated in the Task Orders and
their supplements. Accordingly, the trial court did not err by granting summary
       9
         This conclusion is reinforced by statements in the rate schedules that “[a]ll rates are
negotiated rates and are not subject to change or adjustment.”

                                              17
judgment in favor of HNTB on Crossland’s breach of contract claim contending
that HNTB failed to pay Crossland for work performed in excess of the contractual
maximum amounts.

      Likewise, because the services for which Crossland sought compensation
were covered by the express contracts between the parties, summary judgment also
was proper on Crossland’s quantum meruit claim. See In re Kellogg Brown &
Root, Inc., 166 S.W.3d 732, 740 (Tex. 2005) (orig. proceeding) (“A party generally
cannot recover under quantum meruit when there is a valid contract covering the
services or materials furnished.”) (emphasis in original); Hester v. Friedkin Cos.,
132 S.W.3d 100, 106 (Tex. App.—Houston [14th Dist.] 2004, pet. denied) (same).

      Accordingly, we overrule Crossland’s sole issue.

                                  CONCLUSION

      Having overruled Crossland’s sole issue, we affirm the trial court’s
judgment.




                                      /s/    William J. Boyce
                                             Justice



Panel consists of Chief Justice Frost and Justices Boyce and Wise.




                                        18
