               ARMED SERVICES BOARD OF CONTRACT APPEALS

Appeal of --                                 )
                                             )
ECC CENTCOM Constructors, LLC                )      ASBCA No. 60647
                                             )
Under Contract No. W912ER-l l-D-00IO         )

APPEARANCES FOR THE APPELLANT:                      Dirk D. Haire, Esq.
                                                    Jessica Haire, Esq.
                                                    P. Sean Milani-nia, Esq.
                                                    Ronni Two, Esq.
                                                     Fox Rothschild LLP
                                                     Washington, DC

APPEARANCES FOR THE GOVERNMENT:                     Michael P. Goodman, Esq.
                                                     Engineer Chief Trial Attorney
                                                    Daniel B. McConnell, Esq.
                                                    Rebecca L. Bockmann, Esq.
                                                    Sarah L. Hinkle, Esq.
                                                     Engineer Trial Attorneys
                                                     U.S. Army Engineer District, Middle East
                                                     Winchester, VA

               OPINION BY ADMINISTRATIVE JUDGE O'CONNELL

       This appeal arises from a contract to construct two buildings for the Navy in
Manama, Bahrain. Appellant, ECC CENT COM Constructors, LLC (ECC), challenges
the contracting officer's termination of the contract for default. The Board conducted
a hearing from 10-14 July 2017. We deny the appeal.

                                FINDINGS OF FACT

Project Background

       1. On 16 June 2011, the U.S. Army Corps of Engineers (Corps or USACE)
awarded ECC an indefinite-delivery/indefinite-quantity, multiple award task order
contract (MATOC) through which the Corps could award finn-fixed-price task orders
for design-build and construction projects in the U.S. Central Command area of
responsibility. The MATOC had an estimated value of $1.52 billion. (R4, tab 11 at 1-2)

       2. On 19 February 2013, ECC submitted a proposal for MATOC task order 6
(R4, tab 27). Budget constraints resulting from sequestration significantly delayed the
award, see National Federation of Federal Employees, local 1442 v. Department of
the Army, 810 F.3d 1272, 1275 n.1 (Fed. Cir. 2015), but ECC agreed to extend the
validity of its offer until 17 September 2013 (R4, tabs 56-57, 238). The contracting
officer awarded the contract to ECC on 11 September 2013 (R4, tab 28), but a bid
protest delayed issuance of the notice to proceed until 2 January 2014 (R4, tab 62).

        3. At award, the contract had a value of $40,301,215.55 and required ECC to
design and build two structures (R4, tab 29 at 2-7). The first was a transient enlisted
quarters that would provide housing for sailors and other government personnel for up
to a few weeks; contracting officer's representative (COR) Greg Walgate described
this structure as a simple barracks (tr. 1/47-48). The second structure, a dining facility
for officers and enlisted personnel was, in Mr. Walgate's view, a more complicated
structure (tr. 1/48; R4, tab 29 at 408).

       4. The contract required completion of the work within 710 days of receipt of
the notice to proceed, which resulted in an initial completion date of 13 December
2015 (R4, tab 29 at 14, tab 62 at 1). On 14 April 2016, the contracting officer issued
Modification No. 20, which changed the completion date slightly to 16 December
2015, where it would remain through termination (R4, tab 49 at 2).

       5. The contract contained various standard clauses including Federal Acquisition
Regulation (FAR) 52.249-10, DEFAULT (FIXED-PRICE CONSTRUCTION) (APR 1984) (R4,
tab 11 at 14 ); and FAR 52.211-12, LIQUIDATED DAMAGES-CONSTRUCTION (SEP 2000)
(R4, tab 29 at 14). The latter clause set liquidated damages at $2,397 per calendar day of
delay.

Events Leading Up to Termination

       A.     The Show Cause Notice and ECC's Response

       6. On 12 December 2015 (one day before the initial completion date),
contracting officer Peter DeMattei (CO DeMattei) notified ECC of his intent to assess
liquidated damages for late completion (R4, tab 194 ).

       7. On 30 December 2015, two weeks beyond the modified completion date,
CO DeMattei issued a show cause letter, citing ECC's untimely performance (R4,
tab 197). Among other things, he stated that ECC 's most recent pay request (Progress
Payment Request No. 14), approved on 22 November 2015, indicated that ECC had
completed only 3 7 percent of the work. This pay request was for the month of
September 2015 but was the most recent because ECC did not submit pay request
No. 15 until 18 January 2016 (R4, tab 228). CO DeMattei had followed ECC's
progress by reviewing daily reports and talking to USACE field personnel (tr. 3/37-38).


                                            2


                                                                                             l
        8. CO DeMattei further observed in the show cause letter that ECC's most
recent schedule showed a completion date of 31 August 2016 (more than eight months
late), but he expressed skepticism that ECC could achieve that date (R4, tab 197 at 2).
He directed ECC in its show cause response to provide a schedule that was "realistic
and acceptable" (id. at 3).

        9. On 9 January 2016, ECC submitted a response to the show cause notice (R4,
tab 198). ECC admitted that that the project was only 51. 94°/o complete, but alleged
that it had suffered, among other things, mobilization delays, weather delays, security
gate delays, material shortages, and manpower shortages. ECC calculated that it had
been delayed 262 days. (Id. at 1-3, 6) However, ECC did not state that its response
was a claim or that it was seeking a final decision from the contracting officer, nor did
it seek a sum certain. In fact, the letter suggested a claim would be forthcoming
because for each alleged delay it listed the "No. of Days Direct Impact to be Claimed.''
(Id. at 6)

       10. ECC attached to its show cause response a schedule that showed a
31 August 2016 completion date (R4, tab 198 at 21, 62). ECC subsequently submitted
a schedule dated 31 January 2016 showing completion on 7 September 2016 (R4,
tab 967 at 1, 35).

         11. During the course of the project, ECC had a history of submitting schedules
that it failed to meet (see, e.g., R4, tabs 155, 661, 667, 673, 686, 707, 723 at 2). The
most striking example of this involved two schedules submitted in 2015. Under a
schedule recovery plan ECC submitted on 11 May 2015, ECC stated that it would
complete the project by 17 April 2016, more than four months late (R4, tab 160 at 4 ).
ECC did not make the progress detailed in this schedule. It subsequently submitted a
31 August 2015 schedule that changed the completion date to 31 August 2016 (R4,
tab 759 at 16-17). Thus, in the 112 days between 11 May and 31 August 2015, ECC
fell a further 136 days behind schedule.

       12. Against this backdrop, on 17 February 2016, CO DeMattei met with ECC
program director Keith Pushaw. CO DeMattei informed Mr. Pushaw that he did not
consider the 7 September 2016 completion date to be realistic (tr. 2/188). ECC
responded by submitting another schedule on 4 March 2016, referred to as T62I. This
schedule further pushed the completion date back to 30 November 2016. (R4, tab 205
at 4)

       13. At the end of February 2016, ECC calculated that it had completed 59
percent of the contract work (R4, tab 205 at 5, tab 230 at I; ex. A-7 at 6). To complete
the project in nine months as specified in the T62I schedule, ECC would have needed
to average about 4.5 percent completion per month for the next nine months, with
some months higher (and some months lower) than this average. Thus, the T62I

                                            3


                                                                                            t
schedule projected completion of 5 .19 percent in March and 5. 94 percent in April
2016. (R4, tab 205 at 5)

       14. CO DeMattei tasked a USACE scheduler, Ramon Sundquist, with
reviewing the T62I schedule. Mr. Sundquist wrote a memo to CO DeMattei dated
16 March 2016 in which he provided his analysis (R4, tab 1032). Mr. Sundquist had
some critical and some positive comments on the schedule. He stated:

              I don't like that so many changes have been made to
              original durations, this essentially destroys the as-built
              from baseline schedule, or at a minimum makes it very
              difficult to make comparisons of actual performance vs.
              originally intended. For this reason alone, I would not
              recommend that this schedule be approved.

(Id. at 2)

        15. However, Mr. Sundquist also stated that:

              With Manpower loading, sub-contractor buy-in and
              suppliers being contracted for the most up to date delivery
              schedules, it appears to be projecting an end of project date
              that should be achievable, if the manpower remains at the
              needed level, and materials are delivered as planned. If
              this effort warrants a "one more chance" to the contractor's
              continuing toward finishing this project, I think this plan is
              one that can be monitored and tracked from the field
              perspective.

(R4, tab 1032 at 2)

        16. Mr. Sundquist limited his review to the information presented in the
schedule and he did not attempt to verify ECC' s statements with respect to
subcontractor "buy-in," manpower, or material deliveries (tr. 5/55-56). With respect
to the likelihood that ECC would have met the 30 November 2016 completion date he
testified that he considered it possible but not probable due to its history of failing to
meet its schedules (tr. 5/59).

       17. CO DeMattei reviewed Mr. Sundquist's analysis and met with him to
discuss it. He concluded that the T62I schedule was not realistic because ECC did not
have the proper type of manpower on site· to complete the work per the schedule.
He also based his conclusion on ECC 's history of not meeting schedules during the


                                             4
prior three years on this project and an adjacent project, referred to as the P937 project.
(Tr. 2/238-39)

       B.     The P937 Project Influences CO DeMattei's Decision-Making

       18. In January 2013 (one year prior to issuing the notice to proceed on task
order 6), the Corps issued a notice to proceed to ECC for MATOC task order 2, a
bachelor enlisted quarters, referred to as the "P937" project (R4, tab 1220). P937 was
adjacent to the task order 6 project (tr. 1/47) and both were design-build projects that
would provide living facilities for sailors and were similar in value and time to
complete (R4, tab 1220; tr. 1/4 7). ECC used the same team of subcontractors on the
two projects (R4, tab 27 at 7). CO DeMattei was the contracting officer on both
contracts (R4, tab 1203).

       19. For more than a year, ECC made good progress on P937. In mid-2014
ECC's progress slowed considerably, which coincided with the completion of the 95%
design and commencement of test piles on task order 6 (tr. 1/49-50; R4, tab 232 at 378,
tab 1162 at 2, tab 1220). At the 20 January 2015 completion date for P937, ECC had
completed about 61 % of the work (R4, tab 1198), somewhat better than it would do on
task order 6, but still far behind schedule.

       20. Fifteen months later, at the time CO DeMattei terminated task order 6 for
default, ECC still had not finished the P93 7 work. In a pay estimate for the period
ending 5 May 2016, ECC indicated that it had completed about 95% of P937. (R4,
tab 1215)

        21. When ECC fell behind on P937, the Corps demanded that ECC submit
recovery schedules, which ECC did, but it failed to meet them. As COR Walgate
testified:

              [W]e had several recovery schedule[s] on 937 and that's
              when we said [sic] the plan progress going up and then the
              actual progress greatly diverging. We'd demand a
              recovery schedule. They'd say hey we're going to meet
              this, we're going to increase our manpower and we're
              going to meet the schedule.

                     The next month we'd say you didn't increase your
              manpower and you didn't increase your placement and
              we're still falling behind. We need a new recovery




                                             5
              schedule because you're not following your current
              recovery schedule.

(Tr. 1/122)

       22. As of26 May 2017, ECC had completed 98% of the P937 project (R4,
tab 1220).

       23. In its reply brief, ECC does not take issue with this P93 7 timeline, except to
point out that the Corps received beneficial occupancy of the building on 29 September
2016 (R4, tab 1220), which was more than 20 months after the contract completion
date.

       C.     Termination of Task Order 6

       24. ECC did not make the progress called for by the T62I schedule in March
and April 2016. Instead of 5 .19 percent in March, it completed 3 percent. Instead of
5.94 percent in April, it completed 2 percent through 19 April. (Ex. A-7 at 6) We find
that ECC failed to diligently prosecute the work to ensure completion within the time
specified in the contract.

       25. CO DeMattei kept himself up to date on ECC's progress through the date
of termination (tr. 3/12). He testified:

                      And so you had March through April to witness
              what ECC stated in their recovery schedule they would
              actually perform, along with the placement that was
              required, and it was not met during that time period, just
              like the recovery schedule before that, the recovery
              schedule before that, the baseline, and any other schedule
              that was submitted.

(Tr. 3/52)

        26. In his testimony, ~CC's expert conceded that ECC lost time in March and
April 2016 but only on non-critical activity. He opined that ECC would have made up
the time ''just based on float management." (Tr. 4/113) Based on ECC's history on
this project, we find this to be unconvincing.

        27. CO DeMattei considered the amount of time ECC needed to complete P937
and its inability to meet its schedules on that project as part of his analysis for the task
order 6 termination (tr. 2/252, 3/45, 48, see also tr. 5/58-61).


                                             6



                                                                                               I
        28. CO DeMattei prepared a memorandum dated 12 April 2016 addressing the
factors specified in FAR 49.402-3(t) for consideration before a default termination
(tr. 2/244-56; R4, tab 1104). Among those factors, CO DeMattei analyzed the urgency
of the government's need for the buildings and the time it would take for another
contractor to complete the work. He stated that the government's need was "urgent."
However, he concluded that the government could not rely on ECC's 30 November
2016 completion date due to its history of submitting unrealistic schedules and its
financial condition. He stated that the government would be at less risk if it
re-procured from "a capable source" than if it allowed ECC to continue. (R4, tab 1104
at 2)

        29. The memorandum indicated that CO DeMattei intended to "resolicit'' the
work to ECC's subcontractor, Kooheji Contractors W.L.L. (R4, tab 1104 at 2). Both
parties refer to Kooheji as the "super subcontractor'' because it had performed all of
the actual construction with ECC simply providing management (R4, tab 233;
tr. 2/257; app. br. at 2)

        30. CO DeMattei terminated the contract for default in a contracting officer's
final decision dated 19 April 2016. In the "Analysis" section of the decision, he
referred to "ECC's History of Submitting Unrealistic Schedules" and "ECC's Grave
Financial Condition." (R4, tab 2 at 6-8) However, as for the actual ground for the
termination, he stated "The Government considers ECC's failure to complete the work
required under the Contract within 710 days specified for contract completion as
grounds for termination under FAR 52.249-10" (id. at 9). CO DeMattei also stated
that he had considered the excuses set forth in ECC's 9 January 2016 response to his
show cause notice but had rejected them with the exception of the weather delay, for
which he had issued Modification No. 20 adding three days to the completion date
(id.).

        31. CO DeMattei did not award the replacement contract to Kooheji. Rather,
in response to a proposal by ECC's Surety, Fidelity and Deposit Company of
Maryland (Fidelity or surety), USACE entered into a contract with Fidelity that
identified The Vertex Companies, Inc. (Vertex), as the completion contractor (app.
supp. R4, tab 29 at 3). Vertex specializes in taking over contracts for sureties and had
successfully performed other projects within the district (tr. 2/257). The surety's
proposal was attractive to the Corps because it promised to resolve ECC's disputes
with Kooheji and the designer of record, Michael Baker, Inc. (companies which the
Corps held in high regard) and retain them on the project (tr. 2/257-58).

       32. CO DeMattei believed at the time that it would take two to four weeks to
negotiate the takeover contract with Fidelity. The negotiations took longer than he
expected (during which period Fidelity also negotiated with ECC's subcontractors)


                                            7
and the Corps and Fidelity did not sign the takeover agreement until 19 July 2016,
three months after the termination. (Tr. 3/82-84; app. supp. R4, tab 29 at 11)

       33. The takeover agreement specified that FidelityNertex would have until
15 August 2017 to complete the work (app. supp. R4, tab 29 at 6). Thus, the parties
essentially concluded that, even with the incumbent super subcontractor and designer
of record, nearly 13 months would be required to complete work for which ECC was
contending at the time of termination it could finish in just over 7 months.

        34. The Navy at some point decided to change the transient enlisted quarters
building to a bachelor enlisted quarters, which contains more elaborate living facilities
(tr. 3/75, see also tr. 1/47). The project had not been completed at the time of the
hearing in July 2017 and it is not clear if Vertex was on schedule at the time of the
hearing if pending modifications were considered (tr. 3/85).

       35. The parties agree that ECC suffered extensive delays to its work. The
government blames the delays entirely on ECC (e.g., gov't br. 1 at 62-82).
ECC accepts responsibility for a considerable amount of delay but contends that the
government bears some responsibility as well. The government has presented to the
Board almost a stupefying level of factual detail concerning ECC 's work progress, but
we will focus on the excusable delays presented by ECC's expert in the following
table:

 Amended July 7, 2017
    Time Period                                                  Non-        Period   Cum         Forecasted
          Issue                                      Excusable   Excusable   Total    Total       Completion
                                                     (cd)        (cd)        (cd)     (cd)        Date
    Time Period 1: NTP thru Apr 30, 2015
      a.   ( l) Late Mobilization of Proposed             59
           Personnel [Delay la]
           (2) ECC Mitigation - complete DP-1             -25
           [Delay lb]
                                                                                              I
      b.   (1) Extended Duration to install Test
           Piles and complete U/G Utility                  9
           Demolition due to late responses by
           USACE [Delay 2.0]

      C.   (2) Extended Duration to Place Building                   l-l
           Pads [Delay 2a]
           Late Mobilization of Pile Crew [Delay                    21
           2b]




1
    Citations to "gov't br." are to the government's revised opening brief dated
          15 November 2017.
                                                      8
    d.   Production Pile fa.1ended Duration/
         Second Crew Not Available [Delay 3]              -l5
                                                                 I
    e.   Ex1ended Duration to Install Grade                            12
         Beams [Delay-l]

    f.   Weather (included in Delay 3 above)
         [Mod 20]

    g.   Added Acfoities from Pre,ious                                 65
         Schedule Uodates
                                      Sub-total           88          112          200       200     Jun 30, 2016
                                                                               I                               (1) .
     Mitigation - Recoverv Schedule No. 1                             -7-l
                                     Sub-total            88           38          126       126   , Apr17,2016
 Time Period 2: Apr 30, 2015 thru Sep 1, 2015                                            I
       Unavailable CMU                                                                   I

                                                          59                             !
         Superstructure Extended Division
                                                                      77
                                     Sub-total            59          77           136       262    Au2 31, 2016
    Proiect Sub-Total through Seo 1, 2015                 U7          115          262       262    Aug 31, 2016
 Time Period 3: Sep 1, 2015 thru Feb 29, 2016
       Extended Duration to Complete Work
       Mods 16, 17, 18 (2)

                                                                       91                I
 Sub-total                                                U7          206          91        353    Nov 30, 2016
 Time Period 4: Feb 29, 2016 thru Apr 19, 2016
         Mod 20 Issued                                    -            -            -
                                           Sub-total                                          353     Nov 30, 2016
                                       Proiect Total      U7             206                  353
 (1) ECC's 25Marl5 Schedule Update forecasted a completion date of Jun 30. 2016 nith the project's longest path
 going through completion of the DF AC. This longest path and the additional delay appear to result from ECC
 schedule revisions in its updates after USACE approved the baseline schedule and before ECC issued Recovery
 Schedule No. 1. ECC recovered delays in Recovery Schedule No. 1 which forecasted a completion date of
 Apr 17. 2016.
 (2) Based on TDF's Time Impact Analyses. Mods 16. 17. 18 would extend the project by 71 cd and would be
                                                                                                                     I
 excusable.
 (3) As a result of the one day difference between the original analysis and the current amended analysis. TD F
 adjusted the number of days added to ECC' s schedules in item g_


(Ex. A-7 at 5)

Delays Alleged By ECC

         A.      Late Mobilization of Proposed Personnel (34 days)

       36. ECC contends that it suffered 59 days of excusable delays due to the
contracting officer's rejection of key personnel substitutions as well as slow

                                                      9
processing of visas by the Government of Bahrain. ECC's expert calculates that ECC
mitigated 25 of the days for a net excusable delay of 34 days. (Finding 35)

        37. The MATOC contained the following clause concerning, among other
things, substitution of key personnel:

              1.5 KEY PERSONNEL, SUBCONTRACTORS AND
              OUTSIDE ASSOCIATES OR CONSULT ANTS

               In connection with this contract, any in-house personnel. ..
               will be limited to individuals ... that were specifically
               identified in the Contractor's accepted proposal. The
               Contractor shall obtain the Contracting Officer's written
               consent before making any substitution for these
             . designated in-house personnel.... If the Contractor
               proposes a substitution, it shall submit the same type of
               information that was submitted in the accepted proposal to
               the Contracting Officer for evaluation and approval. The
               level of qualifications and experience submitted in the
               accepted proposal or that required by the Solicitation,
               whichever is greater, is the minimum standard for any
               substitution.

(R4, tab 11 at 251)

       38. The request for proposals (RFP) for task order 6 stated that the Corps
would award the task order to the offeror whose proposal presented the best overall
value to the government. The RFP identified four evaluation factors including
Management Plan. (R4, tab 21 at 4-5)

       39. The RFP specified the key personnel to be identified in the contractor's
proposal, including the project manager, site superintendent, quality control system
manager (QC Manager), and site safety and health officer (R4, tab 21 at 7). In
evaluating the contractor's Management Plan, the RFP stated that more weight would
be given to personnel with experience on at least three projects of similar size, scope
and complexity and with at least ten years of experience related to the position he or
she would hold on this project (id). In its proposal, ECC identified the personnel who
would perform these functions and included their resumes (R4, tab 27 at 8-10).

       40. In awarding the contract to ECC, the Corps agreed to pay an additional
$7 million to ECC compared to the low offeror based on ECC's "stellar key personnel
qualifications" (tr. 2/183).


                                           10
         41. The task order incorporated ECC's proposal (R4, tab 29 at 12).

      42. As stated above, more than ten months elapsed between the time ECC
submitted its proposal and the notice to proceed due to the sequester and bid protest.
During this time period, ECC did not inform the government that its key personnel had
become unavailable.

       43. During the initial months of the project, ECC proposed substitutions for its
key personnel. The history of these proposals is so extensive that one virtually needs a
scorecard to follow just the QC Manager replacements (see R4, tabs 63, 65, 67-68, 70,
73, 75-76, 106,112,120, 127, 147, 280-81, 284,291, 295-97, 305,322,326,398,400,
407, 474). However, given our determination with respect to this issue, we do not
believe it is necessary to make extensive findings of fact.

        44. By letter dated 19 December 2014, ECC submitted a request for equitable
adjustment (REA) for personnel mobilization delays (R4, tab 129). ECC contended
that it had experienced 157 days of delay (mitigated to 126 days) as a result of the
government's rejection of its proposed personnel, or untimely responses to the
requests, and through delays in the processing of visas by the Bahraini government2
(id. at 4). In addition, ECC requested additional costs in the amount of $113,812
(id. at 5).

        45. ECC did not certify its REA; it did not state that it was submitting a claim
under the Contract Disputes Act; nor did it ask for a final decision from the contracting
officer.

         46. On 16 December 2015, CO DeMattei denied the REA (R4, tab 195).

       47. In its 9 January 2016 response to the show cause notice, ECC referred to
this REA as a "claim," but also promised to submit another letter concerning that delay
(R4, tab 198 at 1), and at least implied that it would be submitting a claim (id. at 6
(identifying "No. of days Direct Impact to be Claimed")). ECC then began preparing a
claim requesting a contracting officer's final decision for 142 days of compensable

2
    According to the REA, ECC's visa problems arose from a restructuring of the
        Bahraini visa system (see R4, tab 147 at 3). ECC supplemented the REA with a
        statement from its visa processing firm that on 18 February 2014 the Bahraini
        government transitioned from a paper/manual entry system to a digital system
        (id at 3, 14). The system was not completely shut down, however. Rather,
        according to the visa firm, the system "had limited application submissions on
        occasion basis to 0730 hrs -1230 hrs" from 18 February through June 2014 (id.
        at 14). It is not clear what this means and no witness from the visa firm testified
        at the hearing.
                                             11
delay valued at over $200,000 (R4, tab 1073 at 1, 3, 18, tab 1081 at 1). ECC never
submitted this claim.

       B.      Late RFI Responses (9 Days of Delay)

       48. The government deposed ECC's expert on 23 June 2017, 17 days before
the hearing commenced (R4, tab 1170). As a result of questions posed at the
deposition, ECC's expert subsequently added a new calculation that the government
caused nine days of excusable delay due to late request for information (RFI)
responses (finding 35). ECC's expert discussed them briefly during his testimony at
the hearing (tr. 4/37-39). The RFis at issue are Nos. 36, 37 and 42 (ex. A-7 at 26).

       RFI36

      49. The Corps received RFI 36 from ECC on 20 May 2014 and responded on
17 June 2014 (R4, tab 1106 at 12). ECC's inquiry concerned an underground
communications line within the transient quarters building; ECC asked that it be
abandoned and replaced. The Corps responded by stating that it was a government
communications line and that it would reroute them as soon as possible. (Id.)

      50. The Corps subsequently requested a proposal for ECC to perform the work
and on 4 November 2014 the parties entered into bilateral Modification No. 7. The
modification increased the contract price by $27,873 but added no additional time.
The modification included the. following language:

              8. Closing Statement: In consideration of the
              modification agreed to herein as complete equitable
              adjustments for the items above, the Contractor hereby
              releases the Government from any and all liability under
              this modification for further equitable adjustments
              attributable to such facts or circumstances giving rise to
              this agreement. It is further understood and agreed that
              this modification is in full and final settlement of all
              outstanding claims and demands of any nature whatsoever
              in regard to the items listed above.

(R4, tab 36 at 4)

       51. There is no evidence that ECC submitted a claim to the contracting officer
at any time related to RFI 36 (tr. 1/129-31). ECC also failed to mention this RFI in its
response to the show cause notice (R4, tab 198).



                                           12
       RFI 37

       52. The Corps received RFI 37 on 20 May 2014. ECC's inquiry concerned a
fire hydrant supply line that it had discovered and could not determine whether it was
active or inactive. The Corps responded on 13 July 2014, stating the line was inactive
and could be abandoned/demolished in accordance with the contract requirements.
(R4, tab 1106 at 12-13)

      53. The Corps' RFI response contained the following language indicating that
the Corps believed its response was a no-cost clarification:

               We believe that the above response represents a "NO
          '    COST" clarification that does not require any adjustment
               to the existing terms of the contract. If you believe that the
               above response represents a change to the terms of the
               contract, you are hereby requested to immediately notify
               the Contracting Officer, in writing, prior to taking any
               action regarding the subject of this RFI response. If you
               do not provide a written notification within five (5)
               calendar days, indicating your position, and providing your
               request for an equitable contract adjustment associated
               with the above response, it will be assumed that you agree
               that this is a "NO COST" clarification and that an
               adjustment to the contract price and/or duration is not
               required; in which case, we will consider this matter
               closed.

(R4, tab 1106 at 13)

       54. There is no evidence that ECC ever asked for more time in connection with
RFI 37 (see tr. 1/131-34). ECC also failed to mention this RFI in its response to the
show cause notice (R4, tab 198). We find that ECC failed to submit a claim seeking
additional time to the contracting officer with respect to RFI 3 7.

       RFI42

       55. The Corps received RFI 42 on 26 June 2014. The RFI concerned electrical
lines and PVC conduits that were not energized but crossed the building site. The
Corps responded on 8 July 2014 by directing ECC to remove them to the limits of the
contract. The Corps included in the response the same language as in its response to
RFI 37 that it considered its response to be a no-cost clarification. (R4, tab 1106 at 15)



                                             13
       56. There is no evidence that ECC ever sought additional time as a result of
RFI 42 (see tr. 1/133-34). ECC also failed to mention this RFI in its response to the
show cause notice (R4, tab 198). We find that ECC failed to submit a claim seeking
additional time to the contracting officer with respect to RFI 42.

       C.     Production Pile Extended Duration/Second Crew Not Available {45 Days)

       57. In his report, ECC's expert contended that ECC suffered an additional
45 days of excusable delay due to the unavailability of Kooheji's second piling crew
(ex. A-16 at 46). He stated that the second piling crew became unavailable due to the
34-day mobilization delay as well as a 43-day non-excusable delay to the start of the
piling work (id at 3, 45-46).

        58. This issue is somewhat complicated by the changes ECC's expert made to
his opinion after his deposition. In appellant's exhibit 7, the expert introduced his
contention that ECC suffered 9 excusable delays due to late RFI responses, while also
reducing the non-excusable delay to the start of piling work from 43 to 35 days
(finding 35). While it might be logical to infer that the insertion of the RFI delay into
this time period also affected the availability of the piling crew, ECC actually appears
to have simplified its position. In its post-hearing brief, ECC attributes the
unavailability of the second piling crew solely to the mobilization delay ( app. br.
at 15, 59).

        59. In any event, neither party has directed us to any claim that ECC submitted
seeking 45-days of excusable delay due to the lack of a second piling crew, nor have
we discovered any in the record. In its response to the show cause notice, ECC made a
general statement that it experienced a shortage of skilled manpower that impacted the
project by "about 46 days" (R4, tab 198 at 2). It blamed the shortage on "the number
of visas and eligibility requirements by local Bahraini policy" (id.). ECC expanded on
this by stating that there was a limited pool of skilled labor in Bahrain and increasing
labor required cooperation from the Bahrain government. It stated that from May to
December 2015 it had increased craft labor from 216 to 480 workers. It also stated
that it had added 40 electricians, incorporated more efficient mechanical, electrical and
plumbing construction practices, as well as more efficient practices concerning conduit
bending and insulating duct work (id at 4). But ECC said nothing about piling crews.

       60. We find that ECC failed to submit a claim for a time extension due to
piling crew delays.

       D.     Unavailable CMU Block and Inclement Weather {59 Days)

       61. The chart reproduced above alleges that ECC suffered 59 days of excusable
delay due to a shortage of concrete masonry unit (CMU) block during the 30 April to

                                            14
1 September 2015 time period (finding 35; ex. A-16 at 57). The record concerning the
CMU block is extensive but it boils down to a contention by ECC that Bahrain was
experiencing a shortage of aggregate, a component of the CMU block, resulting in a
shortage of the block (R4, tabs 631, 705, 712 at 3, tab 733 ). ECC notified the Corps of
"a potential delay'' due to the shortage on 23 July 2015 (R4, tab 170).

       62. The government agrees that ECC experienced delays in placing the CMU
block but contends that the delays were due to a lack of masons on site, a lack of
qualified CMU inspectors, bad workmanship and inadequate supervision (see gov't br.
at 29-30).

        63. In its response to the show cause notice, ECC stated that it "estimated that
[the CMU block] delay impacted our project by 45 days.'' ECC indicated that it was
still performing the block work, which is presumably why it estimated the length of
the delay. (R4, tab 198 at 2) As we found above, ECC did not state that its response
was a claim or that it was seeking a final decision from the contracting officer, nor did
it seek a sum certain. There is no other evidence that ECC ever finalized the CMU
block delay and submitted a claim to the contracting officer seeking a time extension.
Accordingly, we find that ECC failed to submit a claim with respect to the CMU
block.

      64. \Ve believe that ECC is also asserting a delay during this time period due to
inclement weather but it takes some digging to reach this conclusion. As our
guidepost for this conclusion, we rely on ECC's opening brief which alleges that ECC
"experienced a delay of at least 34 days due to working in the extremely hot weather."
(App. br. at 52)

       65. As one can see in the chart above, ECC's expert identifies a weather delay
which he included in the second piling crew delay (a delay in a period earlier than the
CMU block delay). In the narrative section of the report, the expert describes this as a
three-day delay in November 2014 caused by high winds. (Ex. A-16 at 46-47) It does
not appear, however, that this is the delay that ECC is asserting in its post-hearing
brief because it referred to these delays as hot weather days and ECC distinguished
between wind and hot weather days during the project.

       66. While not mentioned in the chart, ECC's expert report contains a second
section discussing weather delays (ex. A-16 at 57-58). The expert alleges that there
were 49 days during the spring and summer of 2015 where the temperature was above
the normal range. But he does not break this out as a discrete, quantifiable, delay.
Rather, he treats the weather and CMU as a dual problem, concluding that "[t]he
shortage of CMU Block plus the extended periods of extreme heat, negatively affected
production" resulting in "an impact of 59cd to the critical path delay.'' (Id at 58) The
expert did not testify about a hot weather delay (see tr. 4/23-140). We find that the

                                           15
conclusions of ECC 's expert were not persuasive in convincing us that there was a
significant weather delay that would entitle ECC to additional time.

         67. In ECC's 9 January 2016, response to the show cause notice, ECC stated
that it "believes we are owed 34 days" for the impact of hot weather during the 1 June
to 30 August 2015 time period (R4, tab 198 at 2). ECC did not explain how it
calculated the 34 days. (ECC also sought 11 wind and rain days (id at 1). )

        68. Nine days later (18 January 2016), ECC submitted a request for a time
extension for both the wind and hot weather delays that covered a longer period of
time, from June 2014 to January 2016, and reduced the number of days sought (R4,
tabs 200, 202). In this request, ECC indicated that Kooheji (which was performing the
work) sought 28 days of delay, of which ECC concluded that 20 were valid. ECC then
subtracted the anticipated unusually severe weather days listed in the contract to arrive
at a net delay of nine days. 3 (R4, tab 200 at 2-6) ECC did not state that it was
submitting a claim or seeking a final decision.

        69. CO DeMattei issued a response on 14 April 2016 in which he indicated that
he considered ECC's letters to be an REA (R4, tab 211). He concluded that ECC was
entitled to a time extension for three days (two in November 2014 and one in
November 2015) for which ECC/Kooheji contended that there had been wind-related
delay, but he denied all of the delays for heat and humidity (id. at 3). CO DeMattei
thereafter issued Modification No. 20 (R4, tab 49), which, as described above,
extended the contract completion date by three days.

       70. After CO DeMattei rejected ECC's REA in part, ECC did not submit a
claim to the contracting officer seeking the balance of six weather days (or any other
number of days).

       71. In summary, ECC has submitted, in chronological order: 1) a response to
the show cause notice in which it alleged 34 hot weather days in June to August 2015;
2) an REA in which it contended that Kooheji experienced 5 or 6 hot weather days in
the period of June 2014 to January 2016; 3) an expert report that combines the CMU
block shortage and the hot weather for a 59-day delay in the 30 April to 1 September
2015 time period; and 4) a post-hearing brief in which it alleges at least 34 hot weather
days.

       72. In light of the analysis presented in ECC's REA and its expert report, we
do not understand why ECC contends in its brief that it suffered at least 34 days of hot

3
    ECC's letter attributes five days to heat/humidity, and three to wind. One day cannot
        be classified because it fell in June 2015 during which ECC reports both wind
        and high humidity on various dates. (R4, tab 200 at 2-6)
                                             16


                                                                                            l
weather delays. We find that the various numbers cannot be reconciled. Because the
weight of ECC 's presentation indicates that it is seeking a total of 218 days of
excusable delay (app. br. at 12, 18, 52, 57, 62), as calculated by the expert, we will
consider them in the same manner as the expert, that is, as a contributing factor to the
CMU block delay.

        73. In the alternative, to the extent that the hot weather could be viewed as a
discrete delay and that ECC 's submissions to the contracting officer were sufficient to
constitute a claim, as discussed below, we find that there is a failure of proof for any
weather delays beyond those granted by the contracting officer. No witness addressed
this issue at the hearing and the record does not othe1wise include proof of these delays.

       E.     Modification Nos. 16, 17 and 18 (71 Days of Delay)

       74. The delays discussed thus far add up to the 147 days of excusable delay
indicated in the bottom line of the chart reproduced above. However, footnote 2 in
that chart states that "Mods 16, 17, 18 would extend the project by 71 cd and would be
excusable." (Finding 35) (The chart is inconsistent and, therefore, somewhat
confusing. While the footnote alleges that these delays are excusable, in the body of
the chart they are included in the non-excusable delay column.)

       75. Dated 29 December 2015, unilateral Modification No. 16 revised the
gravity feed to a sewage lift station (R4, tab 45). It increased the contract price by
$245,595 but added no additional time (id. at 2-3). ECC had submitted a series of
proposals for the change; in its final proposal on 29 July 2015, ECC requested
$411,209 but no additional time (R4, tab 174).

      76. ECC never submitted an REA seeking additional time or money related to
the Modification No. 16 work, nor did it submit a claim to the contracting officer.

       77. The Corps issued unilateral Modification No. 17 on 30 December 2015
(R4, tab 46). This modification changed the guest bathroom doors in the transient
quarters from wood to steel but added no time or money to the contract (id. at 2). In
its 14 October 2015 proposal for this work, ECC did not seek additional time or money
(R4, tab 185).

      78. ECC never submitted an REA seeking additional time or money related to
the Modification No. 17 work, nor did it submit a claim to the contracting officer.

        79. CO DeMattei signed unilateral Modification No. 18 on 22 January 2016 (R4,
tab 47). This modification required ECC to provide exterior LED lighting fixtures in
lieu of high pressure sodium (id. at 2). In a proposal for this work dated 9 April 2015,


                                            17
ECC sought $34,194 with no additional time (R4, tab 150). CO DeMattei issued the
modification for about $300 less ($33,888) with no additional time (R4, tab 47 at 2).

      80. ECC never submitted an REA seeking additional time or money related to
the Modification No. 18 work, nor did it submit a claim to the contracting officer.

      81. ECC did not state that it was entitled to a time extension for Modification
Nos. 16, 17 or 18 in its response to the show cause notice (R4, tab 198).

        82. ECC did not account for the time extensions allegedly required to perform
Modification Nos. 16-18 in the T62I schedule. Thus, although its expert calculates
that Modification No. 16 alone would have required 71 additional days (ex. A-16
at 62), T62I lists a one-day duration for this work (R4, tab 205 at 12 (mistakenly
referring to it as Modification No. 17)). Accordingly, if ECC's expert is correct that
these modifications would have extended the completion date by 71 days, this would
cast even more doubt on ECC's ability to have met a 30 November 2016 completion
date.

       CPARS Evaluation

       83. During the hearing the parties presented testimony concerning USA CE' s
post-termination preparation of a contractor performance assessment reporting system
(CPARS) evaluation of ECC. We have examined the documents cited by ECC
(exs. A-11, -12, -15; exs. G-3, -5) and in particular the marginal rating for the
"Management" factor, but conclude that they do not demonstrate any bias or animus
on the part of the contracting officer. Although this rating appears consistent with the
record as a whole and the testimony at the hearing, we conclude that it has no bearing
on the outcome of this matter.

                                      DECISION

       The legal standards for a default termination are well established. The Default
clause of the contract provides in relevant part:

              If the Contractor refuses or fails to prosecute the work or
              any separable part, with the diligence that will insure its
              completion within the time specified in this contract
              including any extension, or fails to complete the work
              within this time, the Government may, by written notice to
              the Contractor, terminate the right to proceed with the
              work.



                                           18
       The clause provides that the contract shall not be terminated if the delay arises
from unforeseeable causes beyond the control and without the fault or negligence of
the contractor. The clause further provides that the rights and remedies of the
government in this clause are in addition to any other rights and remedies provided by
law or under the contract. (Finding 5; FAR 52.249-lO(a)-(b), (d)) The government
bears the burden to prove that its termination was justified. Lisbon Contractors, Inc. v.
United States, 828 F.2d 759 (Fed. Cir. 1987); Neu· Era Contract Sales, Inc., ASBCA
No. 56661 etal., 11-1 BCA ,-r 34,738 at 171,022.

        Here, the government has met its burden of proving that ECC did not perform
in a timely manner (findings 7, 9-10, 12-13, 24-28, 30). The burden shifts to ECC to
show that its nonperformance was excusable. DCX Inc. v. Perry, 79 F.3d 132, 134
(Fed. Cir. 1996).

        In its post-hearing brief, ECC makes four broad arguments in support of its
challenge to the default termination: l) CO De Mattei failed to conduct the evaluation
required by FAR 49.402-3(±)(4) before terminating the contract for default; 2) USACE
failed to reconcile conflicting facts and information concerning ECC's completion
percentage and ability to timely complete; 3) the termination was wrongful because
USACE relied on irrelevant financial information as the basis to terminate; and
4) USACE' s reliance on delay alone as justification for the termination is not
supported by the facts or precedent.

       The foundation of ECC 's case is the alleged 218 days of excusable delay (if
Modification Nos. 16, 17 and 18 are included). But precedent from the Court of
Appeals for the Federal Circuit requires us to consider whether we possess jurisdiction
to consider these contentions. After the Federal Circuit issued its decision in
Securiforce International America, L.L. C. v. United States, 879 F.3d 1354 (Fed. Cir.
2018), we ordered the parties to submit supplemental briefs addressing the following
issues: 1) whether ECC submitted a claim under the CDA to the contracting officer
see.king a time extension for the delays that it contends are excusable; and 2) if not,
whether the Board possesses jurisdiction to consider these defenses in light of the
Federal Circuit's decisions inM Maropakis Carpentry, Inc. v. United States, 609 F.3d
1323 (Fed. Cir. 2010) and Securiforce.

        Maropakis involved a contract to replace windows and the roof of a building.
After it completed the work late, the contractor sent the Navy a demand for a 447-day
time extension based on 5 alleged delays. The contracting officer responded that the
contractor had not submitted enough information to justify the requests and rejected
each of them. He invited the contractor to submit more information and cautioned that
his letter was not a final decision. Maropakis, 609 F.3d at 1325-26.



                                           19
        The Navy later sent the contractor a demand letter in which it, among other
things, informed the contractor it would owe liquidated damages due to its late
completion. The contractor replied with a letter in July 2002 reiterating its earlier time
extension request but specifically mentioning only one of those delays, namely, a
107-day delay due to the removal of lead contaminated windows. Maropakis, 609
F.3d at 1326.

       In December 2002, the contracting officer issued a final decision on the
government's claim for liquidated damages. The contracting officer stated that he had
reviewed, among other things, the information presented by the contractor in its
July 2002 letter, but concluded that it had failed to present any new information to
change the Navy's position. The contracting officer assessed liquidated damages of
$303,550. See M AJaropakis Carpentry, Inc. v. United States, 84 Fed. Cl. 182, 193
(2008).

       The contractor then filed suit in the Court of Federal Claims alleging ( 1) breach
of contract due to government delay and seeking resulting time extensions, and
(2) breach of contract due to the government's assessment of liquidated damages and
seeking remission of the full $303,550. The Court dismissed the contractor's claim for
time extensions for lack of subject matter jurisdiction because it had not submitted a
claim for a contract modification and granted the government summary judgment with
respect to its counterclaim for liquidated damages. Maropakis, 609 F.3d at 1326-27.
The contractor appealed to the Federal Circuit, which affirmed the trial court's
decision.

        With respect to the time extensions, the Federal Circuit observed that
jurisdiction of a court or board requires both a valid claim and a contracting officer's
final decision on that claim. Maropakis, 609 F.3d at 1327 (citing James M Ellett
Constr. Co. v. United States, 93 F.3d 1537, 1541-42 (Fed. Cir. 1996)). A CDA claim
need not be submitted in any particular form or use any particular wording, but "it
must contain 'a clear and unequivocal statement that gives the contracting officer
adequate notice of the basis and amount of the claim."' Id (quoting Contract
Cleaning A,,Jaint., Inc. v. United States, 811 F.2d 586, 592 (Fed. Cir. 1997)).

        Accordingly, for the tribunal to possess jurisdiction under the CDA, the
contractor must submit a proper claim-a written demand that includes ( 1) adequate
notice of the basis and amount of a claim and (2) a request for a final decision. In
addition, the contractor must have received the contracting officer's final decision on
that claim (or a deemed denial if the contracting officer fails to act). Maropakis, 609
F.3d at 1328 (citing Ellett, 93 F.3d at 1541-42). A claim for more than $100,000 must
be certified. Id at 1329.



                                           20
       The Federal Circuit, like the Court of Federal Claims, examined Maropakis' s
communications with the government and held that they did not meet the CDA
requirements for a claim. Among other things, the Court held that the July 2002 letter
was not a valid claim because '"it did not provide the Contracting Officer adequate
notice of the total number of days actually requested in extension, it did not state a
sum certain, ... it did not request a final decision" and was not certified. lvfaropakis,
609 F.3d at 1329.

       Maropakis also contended that, even if it was not in technical compliance with
the CDA, the contracting officer had actual knowledge of the amount and basis of its
claim. The Federal Circuit rejected this, holding that there was no evidence that the
contractor ever placed the government on actual notice of the specific number of days
of extension that it would ultimately request. Maropakis, 609 F.3d at 1328-29.

        Further, to the extent that the contractor could argue that the government was at
least fully aware of its 107-day time extension request related to the lead
contamination, the Federal Circuit rejected this on sovereign immunity grounds.
Maropakis, 609 F.3d at 1329. The Court explained that even if the government was
aware of Maropakis's contentions, there was nothing in the CDA that excused it from
complying with the explicit statutory requirements. The Court held that it would
"enforce[] the 'strict limits of the CDA as jurisdictional prerequisites to any appeal."'
Id (citations omitted). Accordingly, the Federal Circuit upheld the trial court's
dismissal of the contractor's time extension request for lack of jurisdiction.

        The Federal Circuit also upheld the Court of Federal Claims' grant of summary
judgment to the government on its claim for liquidated damages. Maropakis contended
that there was a distinction between claims and defenses that would allow it to raise an
excusable delay defense without submission of a claim. Maropakis, 609 F.3d
at 1329-30. The Federal Circuit disagreed, holding that "a contractor seeking an
adjustment of contract terms must meet the jurisdictional requirements and procedural
prerequisites of the CDA, whether asserting the claim against the government as an
affirmative claim or as a defense to a government action." Id at 1331. Because the time
extension claim was the contractor's only defense to the liquidated damages claim, the
Court upheld the grant of summary judgment to the government. Id. at 1332.

       The Federal Circuit has had several subsequent opportunities to address its
holding inMaropakis. In Raytheon Company v. United States, 747 F.3d 1341
(Fed. Cir. 2014), it was the government's tum to run afoul of the rule. Raytheon
involved a contractor claim for additional money due to pension fund adjustments
under Cost Accounting Standard (CAS) 413, 48 C.F.R. § 9904.413, following the sale
of three business segments. The government denied liability but contended in the
alternative that it was entitled to a downward adjustment on any recovery to account


                                           21
for pension contributions made on contracts before the amendment of CAS 413 in
1995. Id. at 1347.

       When a contractor closes a segment it is required to follow the revised CAS 413,
which may result in a change to the contractor's accounting practices for pre-1995
contracts. Raytheon, 747 F.3d at 1353-54. Under the CAS clause, FAR 52.230-2, the
government is entitled to an equitable adjustment if the contractor makes a required
change to its established accounting practices that results in the government owing
more than it would have but for the change. Id.; see Raytheon Co. v. United States,
105 Fed. Cl. 236, 285-86 (2012).

       Although the downward adjustment that the government sought arose from
Raytheon's segment closing and involved the proper application of CAS 413, the
Federal Circuit nevertheless concluded that it was outside the scope of the segment
closing adjustments. The Court of Appeals explained that because the downward
adjustment sought by the government was required by the CAS clause, rather than
CAS 413, the government had to pursue it by way of a separate claim under the CDA
subject to a written decision by the contracting officer. Raytheon, 74 7 F.3d at 1354.
Because the government failed to do so, the Court of Appeals affirmed the trial court's
determination that it lacked jurisdiction to consider the government's claim. Id.
at 1354-55.

        The Federal Circuit reached a different conclusion on a government defense in
Laguna Construction Company v. Carter, 828 F.3d 1364 (Fed. Cir. 2016). In Laguna,
after an officer of the appellant pled guilty to conspiring to defraud the United States by
participating in a kickback scheme, the government moved to amend its answer in
Laguna's appeal at the Board. The government contended that the fraud constituted a
prior material breach that relieved the government of its obligation to pay the vouchers
at issue. The Board agreed and granted the government summary judgment. Id. at 1367.

        The Federal Circuit rejected Laguna's contention that an affirmative defense of
fraud was a claim that required a decision by the contracting officer. The Court cited
the definition of "'claim" currently codified at FAR 2.101: "'Claim means a written
demand or written assertion by one of the contracting parties seeking, as a matter of
right, the payment of money in a sum certain, the adjustment or interpretation of
contract terms, or other relief arising under or relating to the contract." The Court held
that "the government's defense plainly does not seek the payment of money or the
adjustment or interpretation of contract terms.,. The Court reasoned that to hold
otherwise would unnecessarily expand the definition of claim so as to bar any
affirmative defense for which the contracting officer did not issue a final decision.
Laguna, 828 F.3d at 1368.



                                           22
         Finally, in Securiforce, the Federal Circuit had the opportunity to consider
Maropakis in the context of a termination for default. The contract at issue required
delivery of fuel to eight sites. The government terminated two of the sites for
convenience almost immediately and terminated the remainder for default two months
later. Securiforce, 879 F.3d at 1358. Securiforce raised as an affirmative defense to
the default termination that the government's partial termination for convenience
constituted a prior material breach. Similar to Laguna, the Federal Circuit concluded
that a defense of prior material breach need not be submitted to the contracting officer
for a final decision. But the Court of Appeals also reiterated its holding in Maropakis
that ·'[t]o the extent the affirmative defense seeks a change in the terms of the
contract-for example, an extension of time or an equitable adjustment-it must be
presented to the CO, since evaluation of the action by the CO is a necessary predicate
to ajudicial decision." Id. at 1363 (emphasis added).

       Based on these decisions, it is clear that, while all possible defenses need not be
submitted to a contracting officer for a final decision, a contractor contesting
liquidated damages or a default termination due to excusable delay must submit a
claim for a time extension before appealing to the Board. With this in mind, we
examine the 218 days of excusable delay asserted by ECC.

        First, we hold that we lack jurisdiction to consider the majority of these alleged
delays, namely, the 9 days for late RFI responses, the 45 days due to the unavailability
of the second piling crew, and the 71 days for Modification Nos. 16, 17 and 18. ECC
never submitted a claim or an REA for these alleged delays and failed to mention them
in its response to the show cause notice (findings 49-60, 74-82). Accordingly,
consideration of these delays would be contrary to the statutory purpose of encouraging
resolution of disputes at the contracting officer level and beyond the limited waiver of
sovereign immunity in the CDA. Maropakis, 609 F.3d at 1329, 1331.

        With respect to the two remaining sources of delay, 34 days for mobilization
delays and the 59 days for CMU block shortages/hot weather delays, it is undisputed
that the contracting officer had actual knowledge of these alleged delays and
mentioned them in the default termination letter (findings 9-30). But as described
above, the Federal Circuit has rejected the actual knowledge argument as a basis for
our jurisdiction. Maropakis, 609 F.3d at 1328-29.

        ECC' s strongest argument concerns the 34 days for the mobilization delay
because, among other things, it submitted both an REA and described these delays in
its response to the show cause letter (findings 9, 44-45). The REA sought more than




                                           23
$100,000 but was not certified, however, which is fatal to its usefulness for invoking
our jurisdiction. 4 41 U.S.C. § 7103(b)(l); Maropakis, 609 F.3d at 1329.

       The record indicates that ECC was well aware of the distinction between an
REA and claim. In its 9 January 2016 response to the show cause notice, ECC
referred to CO DeMattei' s rejection of the mobilization REA and promised to submit
another letter concerning that delay (finding 47). ECC began preparing a request for a
contracting officer's final decision for 142 days of compensable delay and more than
$200,000. As we have found, ECC never submitted this claim. (Id.)

        We conclude that ECC's mobilization delay is comparable to the Maropakis
107-day lead window delay. Maropakis mentioned this delay in its response to the
government's demand letter but appeared to indicate that it would submit a claim.
Maropakis, 609 F.3d at 1328. Similarly, ECC mentioned the mobilization delay in its
response to the show cause letter and promised further correspondence; in fact, it
began preparing a claim. ECC, like Maropakis, also referenced several other alleged
delays in its correspondence with the Corps but it has provided "no evidence that the
government was ever placed on actual notice of the specific number of days of
extension that [it] would ultimately request" for the delays, or some subset thereof.
See id. at 1328-29. Because ECC, like the Maropakis contractor, failed to submit an
actual claim that clarified its demands and met the requirements of the CDA, ECC has
not satisfied the jurisdictional requirements of the CDA. Id. at 1329.

       ECC's time extension request for CMU block shortages/hot weather delays fails
for similar reasons. In its response to the show cause notice, ECC stated that it was still
performing the block work and "estimated" the delay to be 45 days (finding 63). Thus,
ECC like the Maropakis contractor, ECC failed to place the Corps on notice of the
specific number of days it would request even for the discrete issue of CMU block
delays. Maropakis, 609 F.3d at 1328-29; see J.P. Donovan Constr., Inc., ASBCA
No. 55335, 10-2 BCA 134,509 ("approximately $65,000'' is not a sum certain, thus,
Board lacks jurisdiction), ajf'd, JP. Donovan Constr., Inc. v. Mabus, 469 F. App'x 903
(Fed. Cir. 2012). This problem is heightened by its merger in the litigation with the hot
weather delays. ECC's contentions concerning the hot weather delays evolved over
time (findings 64-72) and ECC never informed the contracting officer the final number
of days' time extension it sought, either in isolation or in combination with the CMU
block.


4
    While an REA may achieve the same goal as a claim, it is not the same thing. A
        contractor may submit an REA instead of a claim so that it can recover costs
        not recoverable in the prosecution of a claim. See Bill Strong Enterprises, Inc.
         v. Shannon, 49 F.3d 1541, 1549-50 (Fed. Cir. 1995), overruled in part on other
        grounds Rejlectone, Inc. v. Dalton, 60 F.3d 1572 (Fed. Cir. 1995) (en bane).
                                            24
       In its supplemental brief, ECC contends that its various submissions to the
Corps were sufficient to confer jurisdiction under the CDA. It primarily relies on three
decisions. In Blake Construction Co., ASBCA No. 34480 et al., 88-2 BCA ~ 20,552,
ECC observes that we held that the contractor submitted a claim even though it did not
specifically request a contracting officer's final decision. While this is accurate, the
contractor in that appeal specifically stated the time extensions and the additional
money requested, and it certified the claim. We held that in the context of the
contractor's repeated demands for relief, the contractor had done enough to satisfy the
claim submission requirements. Id. at 103,892-93, 103,895. ECC's submissions are
not comparable because they lacked certifications and/or were vague as to the specific
number of days ECC sought.

        ECC focuses on statements by the Federal Circuit in Reflectone, Inc. v. Dalton,
60 F.3d 1572 (Fed. Cir. 1995) (en bane), which concerned a "certified REA" that the
contractor submitted to the contracting officer, who issued a final decision denying it
and advising the contractor of its right to appeal to the Board. Id. at 1574. The issue
in Rejlectone was whether Board jurisdiction required there to have been a pre-existing
dispute when the contractor submitted its claim, as that term is defined in the FAR. In
holding that there was no such requirement, the Court of Appeals observed how
inefficient it would be for the Board to dismiss an appeal such as that at issue and
require the contractor to re-submit the same claim to the contracting officer, starting
the whole process over. Id. at 1581.

        Rejlectone is largely inapposite to the present matter due to the focus in that
appeal on whether a pre-existing dispute requirement should be read into the
CDA/F AR. We agree with ECC to the limited extent that, when it has already
submitted an REA on the mobilization issue, there would be a certain amount of
inefficiency if it had to go back and certify and re-submit its claim to the contracting
officer, but that is the path that ECC chose by neglecting to submit the claim it began
preparing (finding 47). However, as the Federal Circuit explained in Maropakis, that
is what the limited waiver of sovereign immunity in the CDA requires. Maropakis,
609 F.3d at 1328-29.

       ECC also cites our decision in L-3 Communications Integrated Systems, L.P.,
ASBCA Nos. 60713, 60716, 17-1 BCA ~ 36,865, in which, according to ECC, the
Board "reiterated the low threshold for claim submissions in considering jurisdiction"
(app. supp. br. at 9). L-3 does not speak to the issues in this appeal. That appeal
involved contracting officers' final decisions that asserted government claims. We
found that each final decision stated a sum certain and a basis for the claim. We
rejected the contractor's contention that the contracting officer was required to set out
each cost element that made up the claim and the reason that each was unallowable.
L-3, 17-1 BCA ~ 36,865 at 179,624. We agree with ECC to the extent that the claim
submission requirements are fairly limited as the Federal Circuit explained in

                                            25
Maropakis, but the contractor still must comply with them. As we have detailed, ECC
never brought the majority of its delay issues to the attention of the contracting officer,
it failed to certify the mobilization delay issue, and never finalized a specific delay for
the CMU block/hot weather issue. There is nothing comparable in L-3. 5

        With this issue resolved, we observe that in its supplemental brief ECC requests
that if we determine that we lack jurisdiction to consider its delay claims that we stay the
appeal so that it can submit a claim to the contracting officer. Assuming the contracting
officer denies it, ECC could then file an appeal which could be consolidated with the
present matter (app. supp. br. at 2). We decline this request both because of its lateness
and, based on our decision below, we believe it is unlikely that a time extension request
covering only a fraction of the time needed to complete would have any effect on the
outcome. Empire Energy Management Systems, Inc. v. Roche, 362 F.3d 1343, 1351-52
(Fed. Cir. 2004).

         We now turn to ECC's four contentions.

         1.     The Contracting Officer Made the Evaluation Required by
                FAR 49.402-3(f)(4)

        ECC contends that CO DeMattei' s termination decision was arbitrary and
capricious because he failed to perform the analysis required by FAR 49.402-3(±)( 4 ).
FAR 49.402-3(±) identifies seven factors that the contracting officer shall consider in
determining whether to terminate a contract for default. These factors include: "The
urgency of the need for the supplies or services and the period of time required to
obtain them from other sources, as compared with the time delivery could be obtain.ed
from the delinquent contractor." FAR 49.402-3(±)(4). ECC contends that CO DeMattei
failed to comply with this factor because he did not make a meaningful comparison of
the time ECC and a replacement contractor would require to finish (app. br. at 34-37).

       The factors in FAR 49.402-3(±) are not prerequisites to a valid termination.
DCX 79 F.3d at 135. Although compliance or noncompliance with the regulation may
aid the Board in determining whether a contracting officer abused his discretion, the
regulation does not confer rights on the defaulted contractor. Id. A contracting
officer's failure to consider one of the factors in FAR 49.402-3(±) does not require that
a default termination be converted to one for the convenience of the government. Id.



5
    In a similar vein, ECC cites Marshall Construction, Ltd, ASBCA Nos. 37014, 39361,
          90-1 BCA ,I 22,597, in which we found the claim to be "a bare bones affair" but
          was sufficient because it sought as a matter of right a sum certain (in an amount
          not requiring certification).
                                             26
        We conclude that CO DeMattei properly considered the factors in FAR 49.402-3(t)
(findings 28-29). In terms of making a valid comparison between ECC's time to finish
and that of a replacement contractor, it seems to us that an accurate schedule from ECC
would be a necessary prerequisite for making such a comparison. In the months leading
up to the termination, CO DeMattei provided ECC ample opportunity to provide the Corps
with a realistic schedule (findings 8-17).

        In his termination memorandum, CO DeMattei indicated that he had lost faith
in ECC's ability to provide accurate schedules (finding 28). From reviewing the
record, this is understandable. When ECC responded to the show cause notice on
9 January 2016, it represented that it had completed 51.94% of the work (finding 9).
Effectively, this meant that over a two-year period, for each day it worked ECC had
made about a half-day of progress. Despite completing just 51. 94 % in 24 months,
ECC attached a schedule to its show cause response that predicted it would complete
the project in less than 8 months (findings 10, 24). As we have found, ECC soon
pushed back the completion date another 3 months and then failed to keep pace with
this schedule (findings 12, 24). And this was not the first large scale schedule slippage
that ECC had reported on task order 6 (finding 11). We conclude that CO DeMattei
had substantial reasons to be skeptical about ECC's ability to finish the project by the
end of November 2016.

        We further conclude that CO De Mattei acted within his discretion in
considering ECC's progress on the adjacent P937 project, for which he was also the
contracting officer. As we have found, the projects had several comparable features,
including the location, contract amount, subcontractors, delivery method, and type of
facility. (Finding 18) While past is not always prologue, when CO DeNlattei was
making his termination decision we do not see how he could have ignored that ECC
was 15 months past the P937 completion date, with months of work remaining before
it could deliver beneficial occupancy (finding 20). Nor do we believe that he could
have ignored that when the contract completion date for task order 6 passed ECC had
completed an even lower percentage of work than it had completed on the P93 7 finish
date (findings 9, 19).

       While it is true that Vertex was still working on the project at issue in July 2017
(and if the representations of ECC's counsel in its post-hearing briefs are correct, it did
not meet the August 2017 completion date), we do not believe that determining whether
the contracting officer abused his discretion turns on how accurately he predicted the
future. The period of time it took the Corps to negotiate with the surety (and for the
surety to negotiate with ECC's subcontractors), was not fully in the control of
CO DeMattei (finding 32). It is simply impossible to know whether ECC would have
completed the project more quickly than Vertex given all the variables, such as the
change from a transient quarters to a bachelor's enlisted quarters or that, but for the


                                           27
termination, ECC would have had to continue building two projects at the same time,
which had played some role in the delays (findings 19, 34 ).

        ECC cites our decisions in L&H Construction Co., ASBCA No. 43833,
97-1 BCA ~ 28,766 and S. T. Research Corporation, ASBCA No. 39600, 92-2 BCA
~ 24,838, as support for its contention that CO DeMattei failed to consider properly the
relative completion times of ECC and its replacement. In L&H Constn,ction, we
sustained a challenge to a default termination where the contracting officer relied on
materially erroneous information as to the appellant's culpability for the delay and
materially erroneous information as to the labor and time to complete the work.
L&H Constn,ction, 97-1 BCA ~ 28,766 at 143,556. As to the former point, we have
held that we lack jurisdiction to consider ECC 's excusable delay contentions because
ECC never submitted a claim for a time extension. Thus, when he terminated the
contract, CO DeMattei properly concluded that ECC failed to complete the project on
time.

       As for the labor and time to complete, ECC has not proven that the contracting
officer relied upon erroneous information. According to ECC's expert, at the time of
termination (four months past the completion date) ECC had completed 64% of the
work6 ( ex. A-7 at 8). By any measure, a great deal of work remained on the project
and we do not see any evidence that CO DeMattei misunderstood the effort required to
complete the project. Given that ECC was promising to complete the project in a little
over seven months, it appears that he had a better grasp on the time it would take to
complete than ECC.

      In S. T. Research, we upheld a challenge to a default termination where the
contracting officer apparently did not consider FAR 49.402-3(t) at all, and did not
inquire about whether another contractor could complete the work until after
termination. S. T. Research, 92-2 BCA ~ 24,838 at 123,926, 123,928. ECC has not
made any comparable allegation here. S. T Research does not speak to an appeal
where the contracting officer considered the appropriate factors.

       We reject ECC 's contention that the termination was an abuse of discretion
based on an improper evaluation of the FAR 4 9. 402-3( t) factors. 7


6
  The government contends that ECC was "at most, 58 percent complete" (gov't br.
       at 48) but given our determination it is not necessary for us to resolve this.
7
  ECC also relies upon the decision of the General Services Board of Contract Appeals
       in American Sheet Metal Corporation v. General Services Administration,
       GSBCA No. 14066 et al., 99-1 BCA ~ 30,329, but that appeal involved a failure
       to make progress termination where the GSBCA found that the contracting
       officer's method of measuring the appellant's progress was incomplete and
                                          28
        2.     The Contracting Officer Reasonably Considered the Record Before
               Termination

       ECC contends that CO DeMattei failed to reconcile conflicting facts and
information regarding ECC's completion percentage and its ability to ·"timely
complete" (app. br. at 38). ECC makes two broad arguments. First, it contends that
the termination was an abuse of discretion because it was based on inaccurate data in
the show cause notice and the termination decision. Second; it contends that the
termination was an abuse of discretion because CO De Mattei did not meaningfully
consider the achievability of schedule T62I.

        Inaccurate Data

        ECC directs us to the following statement in the 30 December 2015 show cause
notice: "As of Progress Payment Request No. 14, approved 22 November 2015, ECC
is 37 percent complete" (R4, tab 197 at 1). ECC's complaint is not that this statement
was inaccurate but that this payment request was for the period ending 30 September
2015 and that ECC had completed additional work over the three months that followed
(app. br. at 39). But as we have found, this was the most recent pay request at the time
CO DeMattei issued the show cause notice and he considered ECC's progress during
the interim by reviewing daily reports and talking to USACE personnel at the project
(finding 7).

       ECC cites pay requests 15 and 16 in support of its contention that it had
completed additional work in the months leading up to the show cause notice (app. br.
at 39). But the record indicates that the Corps did not receive these pay requests until
18 January 2016 and 4 February 2016, respectively (R4, tabs 228-29). It would seem
rather unfair to fault a contracting officer for failing to consider documents not yet
submitted. 8

       Moreover, even if CO DeMattei could have calculated a more up-to-date
completion percentage, the error was harmless based on ECC' s response to the show
cause notice. As we have already discussed, that response indicated that ECC had

       far different from one in which the contractor was months past the completion
       date at termination.
8
    ECC contends in its brief (at 11) that a draft of pay request 15 was available to the
       contracting officer by 22 December 2015 and that it showed 45% completion as
       of 30 November 2015. While ECC does not cite any evidence of this (other
       than the final version stamped received on 18 January 2016), we do not believe
       CO DeMattei would have been swayed by 45% completion less than two weeks
       before the completion date.
                                            29
used up the entire time for performance while completing just over half the work.
Thus, it is not clear what ECC's ultimate point is. Surely it is not contending that the
contracting officer would not, or should not, have issued a show cause notice if he had
known ECC had completed less than 52% of the work at the expiration of the contract
term. To the contrary, CO DeMattei would have been neglecting his duties ifhe had
let the contract completion date pass by without taking any action.

        ECC makes a similar argument concerning the following statement in the
termination for default letter: "As of today's date, ECC is 124 days past the contract
completion date, and as of Progress Payment Request No. 17 [for the period ending
29 February 2016 (R4, tab 230)], approved 23 March 2016, the project is far from
completion, only 56 percent complete" (R4, tab 2 at 6). ECC complains that the
quoted language does not take into account that ECC made progress in March and
April (app. br. at 40). But once again the Corps did not receive this pay request until
18 March 2016 and it was the most recent at the time of termination (R4, tab 230).
CO DeMattei kept himself up to date on ECC's progress during this period. His
observations of ECC during this time period reinforced the notion that it could not
meet its schedules because "the placement that was required... was not met during that
time period, just like the recovery schedule before that, the recovery schedule before
that, the baseline, and any other schedule that was submitted." (Finding 25)

       The most salient point with respect to ECC's performance during this period is
that even its own expert agreed that it did not make the progress required in the T62I
schedule (fmdings 24, 26). Thus, if in the termination letter CO DeMattei had
specifically discussed ECC's progress in March and April, he would have stated that it
continued to fall behind schedule, which clearly would not have been helpful to ECC.

      Consideration of Schedule T62I

      ECC next contends that CO DeMattei failed to reconcile conflicting
information concerning the achievability of the T62I schedule. It contends that he
should have concluded that ECC would complete the project by the 30 November
2016 completion date in that schedule (app. br. at 41-44).

        Before we address these issues, we consider whether CO DeMattei even had to
analyze whether the T62I schedule was achievable. In our view, ECC's assertion that
it could have completed the project by 30 November 2016-350 days after the contract
completion date-is hardly something that works to its benefit. CO DeMattei could
have terminated the contract without considering T62I because, as we have found, the
contract provided that the contracting officer could terminate the contract if ECC
failed to complete the work on time. The Federal Circuit has upheld a comparable
termination even though the contractor succeeded at trial in proving some excusable


                                          30
delay when that excusable delay was not enough to extend the contract date to the
projected completion date. Empire Energy, 362 F.3d 1343. 9

        Nevertheless, CO DeMattei did consider the T62I schedule. Assuming for the
moment that he was required to do so, we will examine whether he acted within his
discretion. As we have found, he tasked a USACE scheduling professional,
Ramon Sundquist, with reviewing that schedule. Mr. Sundquist gave the schedule
what could be called a mixed review. While declining to recommend approval, he
concluded that with subcontractor buy-in, appropriate manpower and sufficient
material deliveries, the schedule was achievable. But he did not verify that ECC had
achieved, or was in the process of achieving, these predicates for timely completion.
(Finding 16) In our view, a fair reading of Mr. Sundquist's memo is that, ifECC did
everything right in managing the project going forward, it could meet a 30 November
2016 completion date. However, even Mr. Sundquist did not believe that ECC would
do everything right after more than two years of struggling (id.).

       CO DeMattei considered Mr. Sundquist's analysis as well as ECC's
performance to date on task order 6 and P93 7. He also allowed ECC to perform for a
period of time under the T62I schedule but ECC did not meet its projections for March
and April. Based on these considerations, he concluded that the 30 November 2016
completion date was not credible. (Findings 17, 25)

        The Federal Circuit has held that ·'although a contracting officer has discretion
with respect to contract termination, a termination for default will be set aside if it is
arbitrary or capricious, or constitutes an abuse of the contracting officer's discretion.''
McDonnell Douglas Corp. v. United States, 182 F.3d 1319, 1326 (Fed. Cir. 1999)
(citing Danllin Construction Co. v. United States, 811 F.2d 593, 598 (Fed. Cir. 1987)).
Further, the Court of Appeals held in McDonnell Douglas that "[w]hen there is no
nexus between the 'decision to terminate for default and contract pe1formance, as was
true in Darwin, [Schlesinger v. United States, 390 F.2d 702 (Cl. Ct. 1968)], and
[John A. Johnson Contracting Corp. v. United States, 132 F. Supp. 698, 704-05
(Ct. Cl. 1955)], the termination for default may be arbitrary and capricious and set
aside in favor of a termination for convenience." Id


9
    In Empire Energy, the Federal Circuit upheld a default termination where the
         contractor alleged 106 days of delay but would have needed 154 days to
         complete. As the Court held, "Empire still would have had nearly fifty days of
         unexcusable delay, justifying the Air Force's termination." Empire Energy,
         362 F.3d at 1351-52. So too here. Even ifwe had jurisdiction to consider
         ECC's excusable delays, they would only have pushed the contract completion
         date to 9 July 2016 (app. hr. at 18), which would be more than four months
         short of its purported 30 November 2016 completion date.
                                            31
       The record demonstrates that CO DeMattei did not rush into his termination
decision but rather went through a process in which he considered ECC' s response to
the show cause notice, then worked with ECC on the submission of an achievable
schedule while also considering the views of an internal USA CE scheduling expert
and ECC's overall performance on both projects. The great weight of the evidence
indicates that there were substantial reasons to doubt that ECC would complete the
project by 30 November 2016. It is clear from the record that CO DeMattei's decision
was the product of reasoned decision-making and that there was a nexus between the
facts and his ultimate decision. We do not believe ECC was owed anything more
under controlling precedent. 10
         ,..,
         .)     .   The Contracting Officer did Not Rely on Irrelevant Financial
                    Information as the Basis to Terminate

       In its brief, ECC presents a short argument in which it contends that the
termination was arbitrary and capricious because CO DeMattei "relied on irrelevant
financial information as the basis to terminate" (app. br. at 45). But this is not
accurate. While CO DeMattei's final dedsion referred to ECC's '"grave financial
condition" he cited as the reason for the termination ECC's failure to complete the
work on time (finding 30).

       While it is undisputed that ECC had to rely on its surety for financial assistance
because it could not pay its subcontractors (see, e.g., app. br. at 8), the precise contours
of ECC' s financial troubles are in dispute. In its brief, ECC contends that the financial
issues had been resolved, which, in its view, demonstrates that the contracting officer
"was in search of excuses to terminate ECC'' (id. at 45-46).

        We do not see how this argument can change anything. As we have seen, at
termination, ECC had missed the completion date badly and had not submitted a claim
for a time extension. CO DeMattei did not need to "search" for a reason to terminate
because there was a very apparent one and the government needs only one basis for a
default termination. Quality Tn1st Inc., ASBCA No. 59983, 16-1 BCA ,r 36,368.
There was no additional obligation that required CO DeMattei to determine how




10
     ECC also relies on Jamco Constroctors, Inc., V ABCA Nos. 3271, 3516T, 94-1 BCA
        ,r 26,405. In those appeals, the V ABCA held that a contracting officer failed to
        properly consider FAR 49.402-3(f)(4), because he failed to analyze the relative
        completion times of the contractor and its replacement. Id. at 131,362. Jamco
        is distinguishable because we have found CO DeMattei's inquiry to be
        reasonable under the circumstances. Moreover, VABCA precedent is not
        binding on us.
                                                32
ECC 's financial condition impacted its performance as compared to other factors such
as its management. 11

         4.     USACE's Reliance on Delay for Termination

        In what is the longest argument in its brief, ECC makes three contentions:
1) unexcused delay alone is not sufficient to support termination (app. br. at 47-48);
2) that it suffered delays related to mobilization and other issues (id at 48-52); and 3)
that the analysis of its expert is superior to that of the government's expert (id. at 52-63 ).

        First, ECC contends that delay alone is not sufficient to terminate the contract.
Rather, it contends, ·'[t]he more standard remedy for delay is through the assessment
of liquidated damages" (app. br. at 47). This is incorrect because a failure to perform
on time is a basis for termination. DCX, 79 F.3d at 134.

        Default termination and the assessment of liquidated damages are not an
either/or proposition. As we stated above, the Default clause specifically provides that
the government's rights and remedies under the clause are in addition to any other
rights and remedies it has under the contract or by law. FAR 52.249-10( c). One of
those other rights is contained in the Liquidated Damages clause (finding 5), which
specifically grants the government the authority to continue the assessment of
liquidated damages post-termination until the work is completed. FAR 52.2 l l-12(b ).
Thus, in Empire Energy, the contracting officer assessed liquidated damages and
terminated the contract for default. Empire Energy Management Systems, Inc.,
ASBCA No. 46741, 03-1 BCA ,r 32,079 at 158,547, 158,563; see Empire Energy,
362 F.3d at 1354 (citing Fla. Dep 't oflns. v. United States, 81 F.3d 1093, 1097
(Fed. Cir. 1996); Olson Plumbing & Heating Co. v. United States, 602 F.2d 950, 955
(Ct. Cl. 1979)).

       ECC next contends that mobilization delays, a CMU block shortage, and hot
weather delayed its performance. We have held that we lack jurisdiction to consider
these delays.

        Finally, ECC concludes with a long section discussing the relative merits of its
expert's report compared to that of the government. We have obviated the need to
resolve this by considering this appeal based on the conclusions in the report of ECC 's
expert.



11
     ECC also implies that the Corps caused the financial difficulties and delayed the
        project by interfering with ECC's subcontractor, Kooheji. As with the other
        alleged delays, ECC has not submitted a claim for a time extension.
                                             33
        Because we conclude that the contracting officer acted reasonably in
terminating the contract for failure to complete on time, we will not address USACE's
contention that the termination was justified based on ECC's allegedly false
certifications that it was paying Kooheji when, according to the Corps, it was not.

                                   CONCLUSION

       For the foregoing reasons, we deny the appeal.

       Dated: September 4, 2018


                                               -~~1\.oWA
                                                    CHAELJi O'CONNELL                   ~
                                                 Administrative Judge
                                                 Armed Services Board
                                                 of Contract Appeals



                                                 I concur
                                                            //~



 RICHARD SHACKLEFORD
                                                  C>  '~-----
                                                 OWEN C. WILSON
                                                                ::::----.......
 Administrative Judge                            Administrative Judge
 Acting Chairman                                 Vice Chairman
 Armed Services Board                            Armed Services Board
 of Contract Appeals                             of Contract Appeals



     I certify that the foregoing is a true copy of the Opinion and Decision of the
Armed Services Board of Contract Appeals in ASBCA No. 60647, Appeal ofECC
CENTCOM Constructors, LLC, rendered in conformance with the Board's Charter.

      Dated:



                                                 JEFFREY D. GARDIN
                                                 Recorder, Armed Services
                                                 Board of Contract Appeals
                                         34
