               ARMED SERVICES BOARD OF CONTRACT APPEALS

Appeal of --                                  )
                                              )
K&K Industries, Inc.                          )      ASBCA No. 61189
                                              )
Under Contract No. W912HY-ll-C-0009           )

APPEARANCES FOR THE APPELLANT:                       Terrence Brennan, Esq.
                                                     Brian S. Schaps, Esq.
                                                      Deutsch Kerrigan, L.L.P.
                                                      New Orleans, LA

APPEARANCES FOR THE GOVERNMENT:                      Michael P. Goodman, Esq.
                                                      Engineer Chief Trial Attorney
                                                     Clark Bartee, Esq.
                                                     James Purcell, Esq.
                                                     P. Alex Petty, Esq.
                                                      Engineer Trial Attorneys
                                                      U.S. Army Engineer District, Galveston

               OPINION BY ADMINISTRATIVE JUDGE PEACOCK

      This appeal, brought by K&K Industries, Inc. (K&K), challenges the
government's failure to pay it the full amount claimed as a result of delays incurred
performing the above-captioned contract (the contract) that were admittedly the
government's responsibility. We sustain the appeal.

                                FINDINGS OF FACT

       1. The government awarded the contract in the amount of $5,648,573.58 to
K&K for rehabilitation of the east and west floodgates and guidewalls for the Brazos
River floodgates in the Gulf Intracoastal Waterway, Texas. Through modifications
and amendments the contract price was adjusted upward to $9,689,562.92.00,
including the unilateral modification at issue in this appeal. (Exs. A-20, -22, -24)

       2. The contract (or Project) generally involved the inspection, refurbishment,
repainting and reinstallation of two sector floodgates on the west side and two sector
floodgates on the east side. Each sector gate weighed approximately 88 tons when cleaned
and over 120 tons before they were removed and cleaned. (Tr. 23; exs. A-20, -21)

       3. K&K removed each gate, one at a time, and transported the gate to a staging
area for inspection, cleaning, refurbishment, and repainting. Once that process was
completed, K&K reinstalled the gates and had to ensure the gate was fully functional
before moving on to the next gate. The installation involved placing the gates into
stationary castings at the top and bottom of the gates. The castings were then bolted
into the wall and bottom of the canal. This work was all included in the original
contract. (Tr. 22-24, 29, 31-32; ex. A-21)

       4. K&K completed the work required by the contract on the west side gates and
that work is not at issue in this appeal (tr. 23-24). K&K's claim specifically arises
from repair work to the east gate, north sector, lower stationary hinge casting as
specified under contract line item number (CLIN) 043 - "East Gate Repair Lower
Stationary Hinge Castings" for the contract. The unit price for each of the two lower
stationary hinge casting on the east gate was $52,933 for a total price of $105,866.
(Ex. A-20 at 15-16; tr. 35-37)

       5. The contract specifications for the lower stationary casting provide (ex. A-20
at 375, ,r 3.3.3.1):

             After removal of the sector, the Contractor shall measure
             the top and bottom rings of the casting.... This will require
             the services of a diver. The Contracting Officer may direct
             the Contractor to remove the casting pending the
             measurements of the upper and lower rings. New anchor
             bolts shall be provided for the existing bolts and welded
             studs that are removed, and new key assemblies shall be
             provided where required. The Lower Stationary Hinge
             Casting shall be cleaned and painted before reinstallation.

       6. K&K performed all of the work provided for in this specification for the east
gate north sector lower stationary hinge casting and K&K did not make any claim for
work required prior to painting (tr. 37-39).

       7. K&K removed the existing east gate north sector lower stationary hinge
casting. Once cleaned, K&K discovered cracks in the casting. K&K informed the
government of the cracks and the government ultimately decided not to reuse the
existing casting and elected instead to use a spare casting. (Tr. 39-40)

       8. On June 24, 2013, K&K submitted a request for information (RFI 59) to the
government, informing the government that the spare casting was cleaned, measured,
and x-rayed and appeared to be fit for use as the north sector east gate. In RFI 59,
K&K requested that a local machining shop perform more definitive measurements of
the spare casting. The government approved the more definitive measurements be
taken by the machining shop. K&K did not charge the government anything extra for
these activities. (Tr. 40; ex. A-12)


                                           2
        9. On July 16, 2013, K&K submitted RFI 60 regarding the use of the spare
casting in lieu of repairing and reinstalling the existing damaged casting. The RFI
contained the measurements taken by the machining shop and composition testing
results. All of the measurements and testing indicated that the spare casting would fit.
K&K recommended the spare casting be used, and the government approved K&K' s
use of the spare casting. (Ex. A-11; tr. 40-43)

        10. K&K cleaned and painted the spare casting at no additional charge to the
government. There was no credit or deduction for the unit price of $52,933 for the
repair work for the existing east gate hinge casting at issue because, before work on
the spare casting began, the government and K&K agreed that the work needed to
prepare and install the spare casting would be essentially the same as the repair and
reinstallation of the existing casting. (Tr. 1/40-41)

        11. On August 23, 2013, K&K's divers cleaned the recess area along the floor
where the east gate north sector lower stationary hinge casting was to be set and began
the installation of the spare casting. However, certain bolt holes were not aligned and
fitted properly. (Exs. A-10, -15, -16; tr. 41-44)

        12. On August 29, 2013, after several days of grinding the bolt holes and trying
to make the spare casting fit, K&K submitted RFI 61 to the government, detailing the
alignment problems with the spare casting's bolt holes and requesting direction from
the government. The government directed K&K not to proceed until receiving
instructions from the government. The government responded to the RFI on
September 3, 2013, instructing K&K to proceed with the use of plate washers and
machining and grinding of the casting bolt holes and providing detailed
specifications/criteria for the plate washers and bolts. K&K proceeded with the work
per the government's instructions. (Exs. A-15, -16; tr. 45-47)

        13. On August 30, 2013, K&K submitted RFI 62 regarding cleaning of the bolt
holes and installation of washers under the bolts. K&K informed the Corps that a
second fit test would be required to verify that the washers would not interfere with the
gate movement. The government orally approved the washers and the fit test on or
about August 30, 2013, and responded to RFI 62 in writing on or about October 8, 2013,
after the Project was already substantially complete. (Ex. A-9; tr. 47-48)

        14. On September 13, 2013, K&K successfully set the north casting on the east
gate, inserted all of the bolts, installed the washers, and tightened all of the bolts
(tr. 48-49).

       15. During the 21-day period from August 23, 2013 through September 13, 2013,
(the delay period) during which K&K performed the work to prepare and install the
spare east gate north sector lower stationary hinge casting, there was no concurrent


                                           3
ongoing work which was on the critical path for the completion of the Project. The west
gate complex was completely finished, including the installation of the cathodic
protection. The east gate south sector was cleaned and ready to be installed, but the
north and south sector had to be installed at the same time. The spare east gate north
sector lower stationary hinge casting was the sole activity on the critical path of the
Project during the 21-day period from August 23, 2013 through September 13, 2013.
(Tr. 49-52, 63-64, 82-100; exs. A-15 at 69-71, ex. A-16)

        16. Ryan Pelletier, K&K's quality control manager, who was on site every
day during the period of delay, prepared quality control reports which recorded the
personnel on the Project site, including their employer, trade, and hours worked, and
equipment on the Project site, including operating hours and idle hours (ex. A-15;
tr. 74-76).

        17. Following the installation of these last two sector gates on the east side,
K&K performed additional activities including the connection and testing of
the cathodic protection to the east side gates, alignment of the gates, adjusting
of the motors and drive, the installation of rollers, and clean-up of approximately
70 truckloads of debris, including clamshells dug out from the recess along the floor
of the canal (tr. 64-66).

      18. The equipment needed to perform these final activities was on site on
August 23, 2013, and had to remain on site until the work for these final activities was
completed (tr. 64-66, 88-89).

        19. K&K had seven employees on site from August 23, 2013 through
September 13, 2013. These employees were needed to assist the crane during the
installation of the gates by hooking up the arms with rope and aligning the pins for the
gates. (Tr. 66-67)

        20. As discussed below, K&K filed a claim with the contracting officer (CO).
K&K's claim, as finally revised, only includes the request for additional compensation
for three K&K employees on the Project site from August 23, 2013 through September 13,
2013. These three K&K employees, John Whiskin (certified crane operator),
Jesus "Manuel" Alvarez (welder), and Jashim Leger (laborer/qualified signal person
and Whiskin operated the crane to lower the divers and set the casting. Setting the spare
casting was the only activity involving a crane during this time period. Mr. Alvarez
performed the welding and grinding of the bolt holes to help with the alignment issues.
Mr. Leger rigged the casting to the crane to raise and lower it and gave signals while the
divers and/or casting were lowered into the water. One hundred percent of these three
employees' time on the Project from August 23, 2013 through September 13, 2013,
was related to the spare casting issue, except for some minor, non-critical path




                                                                                             I
                                            4
activities performed while waiting for the spare casting alignment issues to be resolved.
(Tr. 77-80, 94; ex. A-15)

       21. K&K retained Fidel Perez, a former Corps employee with over 24 years
of claim experience, as a consultant to assist with K&K' s requests for additional
compensation and to communicate with the government related to the spare casting
issue. Mr. Perez began consulting for K&K related to the spare casting issue on or
about December 12, 2014. (Tr. 52-55, 101-02, 104-05; ex. A-3 at 535)

        22. From December 14, 2014 to September 12, 2016, Mr. Perez incurred 284.5
hours of consulting services for K&K related to the REAs, including communications
and meetings with the government. From December 14, 2014 through the filing of
K&K's complaint in this appeal on June 29, 2017, Mr. Perez performed consulting
services for K&K in the amount of 349.5 hours. (Exs. A-3, -7 at 648, ex. A-14;
tr. 124-25) The CO accepted the rate of $200 per hour charged by Mr. Perez as
K&K's consultant and approved $37,600 in fees and costs for 188 hours of services
provided from December 2014 through October 27, 2015 (ex. A-1 at 516, ex. A-19
at 87; tr. 58-59, 125).

        23. On January 7, 2014, K&K submitted an REA in the amount of $69,349.44
to the government for the additional expenses incurred to modify the east gate north
sector lower stationary hinge casting (ex. A-1 at 511 ).

       24. On August 7, 2014, the government responded to K&K's REA, approving
only a portion of the REA, principally the charges paid to a local machine shop for
machining the hinge castings (ex. A-1 at 511 ).

       25. On May 26, 2015, K&K submitted an updated REA to the government.
The equipment costs for the REA, and the later revised claims, were calculated in
compliance with the U.S. Army Corps of Engineers' equipment manual. The labor
costs for the REA and the later revised claims were calculated based on certified
payrolls. (Tr. 105-06, 108-14; ex. A-27)

       26. On January 13, 2016, K&K submitted a certified claim to the CO for
the project, Maria Rodriguez, in the amount of $131,367.66 and a time extension of
22 calendar days (ex. A-1 at 511 ). Prior to submission of the claim, Mr. Perez
expended 236 hours and, at his unchallenged rate of $200 per hour had incurred
$47,200 in consulting fees on appellant's behalf (ex. A-3 at 535-57).

     27. On September 12, 2016, K&K submitted a revised claim to the CO, in the
amount of$150,625.86 and a request for a time extension of21 calendar days (ex. A-7).




                                           5
       28. The additional labor costs for the 21-day delay requested in K&K' s revised
claim is $7,959.27, as verified by the certified payrolls for Messrs. Whiskin, Alvarez,
and Leger, and the labor performed by those three individuals was dedicated
exclusively to the work on the spare casting. The government does not dispute the
labor rates. The government, in the CO's decision, reduced two employees' time spent
on the spare casting based on an unsupported '"guess, an estimate:'' (Ex. A-7 at 646,
649, 653, ex. A-19 at 37-39)

        29. The additional equipment costs for the 21-day delay requested in K&K's
revised claim is $11,993.95, based on operating hours the equipment was used to
address the spare casting issue and the time this and other equipment remained idle
until such equipment was needed to perform subsequent activities after the casting was
installed. The operating and idle time was determined from the quality control reports.
The operation rates and standby rates were based on the Corps' equipment manual
rates. The government does not dispute the equipment rates. (Ex. A-7 at 646, 649,
ex. A-19 at 71-74, 100-01)

       30. The field office overhead for the 21-day delay period requested in K&K' s
revised claim is $28,775.02. Field office overhead includes K&K's employees
responsible for the supervision of the Project based on the calendar days they spent on
this Project, the burden for those management employees, and related miscellaneous
expenses including vehicles, lodging, insurance, electricity, and telephone/internet.
The government does not dispute the rates for the management personnel. Nor is there
any persuasive evidence disputing the allowability of the total field office amount
claimed. (Ex. A-7 at 646, 652, exs. A-13, -19 at 81; tr. 125-30)

       3 1. Profit and home office overhead for the 21-day delay period requested in
K&K's revised claim is $25,997.62 which was based on a percentage calculated
in accordance with the Corps' profit factors and weight guidelines. The profit
and overhead requested in K&K's updated revised claim is $26,898.83. The
government does not dispute the profit and overhead percentage. (Ex. A-7 at 643,
646, exs. A-13, -19 at 87-88; tr. 1/130-33)

       32. On March 6, 2017, the CO issued a final decision on K&K's claim,
approving a monetary adjustment of $87,203.08 plus 21 additional calendar days
(ex. A-1).

       33. On May 31, 2017, the Board received K&K's timely filed notice of appeal
dated May 30, 2017. K&K seeks an equitable adjustment under the contract of
$155,847.31, plus interest. This amount differs from K&K's revised claim of
$150,625.86 previously submitted to the CO on September 12, 2016, due to the
removal of some field office personnel costs in the amount of $10,490.36 and the
addition of K&K's consultant engineer's costs in the amount of $15,711.80 incurred


                                          6
since the submission of K&K's revised claim. The field office overhead requested in
K&K's updated revised claim is $20,095.26. Thus, the current amount in controversy
is $68,644.23. K&K agrees with the additional 21-calendar day extension approved by
the CO. (Ex. A-13) There is no contention by the government in this appeal that the
prior payment was improper.

                                        DECISION

        The government initially argues that, "'[t]he Board should decline to exercise
jurisdiction over the uncertified revisions to [K&K's] claim" under the Contract
Disputes Act (CDA). This contention is meritless. Claim revisions are commonplace
to reflect refinements in analysis as actual cost and pricing information becomes more
available and developed. It is well settled, absent extraordinary circumstances not
present here, that the Board is not deprived of jurisdiction to fully consider and decide
the entire claim, including revisions to the certified amount prior to issuance of the CO
decision. E.g., Brooklyn Navy Yard Development Corp., ASBCA No. 33690, 91-1
BCA ,r 23,516; Essex Electro Engineers, Inc., ASBCA No. 40553, 91-2 BCA ,r 23,712;
0 'Rourke Co., ASBCA No. 41841, 91-3 BCA ,r 24,286; McDonnell Douglas Services,
Inc., ASBCA No. 45556, 94-3 BCA ,r 27,234. Proof of a higher amount than properly
certified is also generally not precluded on appeal so long as a "new" claim is not being
asserted. E.g., Bick-Com Corp., ASBCA Nos. 24782, 26877, 84-1 BCA ,r 16,957;
Space-Lok, Inc., ASBCA No. 29055, 84-2 BCA ,r 17,425.

       Although the government challenges appellant's quantification of the costs
allocable to the east hinge work in dispute, it has failed to present substantive,
persuasive evidence to rebut evidence and testimony introduced by appellant at trial.
No witnesses testified on the Corps' behalf at trial and there was little, if any,
cross-examination of appellant's witnesses. The Corps has provided no convincing
reasons why we should not take appellant's credible and substantively unrebutted
in-court evidence at face value for the most part and accord it controlling weight.

         With regard to the 21-day delay claimed by appellant and found by the CO, the
trial testimony establishes that the hinge work was on the critical path for that entire
period and fully compensable. The government's allocation of portions of appellant's
three laborers on site to work other than completion of the hinge work is purely
speculative and unpersuasive on this record. Although there may have been additional
work performed by some of the laborers on other activities, it involved minor tasks
related to closing out the job. The critical driver of the delay was final reinstallation of
the hinge. In reaching this conclusion, we have carefully examined the daily reports in
addition to the unrebutted trial testimony of appellant's witnesses.

      Moreover, the trial testimony and daily reports conclusively establish that the
government's challenge to the $7,959 associated with the three K&K laborers is meritless.


                                             7
The evidence presented at the hearing demonstrates that Messrs. Whiskin, Alvarez, and
Leger were fully dedicated to the spare casting and east gate completion, and the Corps'
reductions of those three employees' labor costs are based on speculative "guesses" and
uncorroborated hearsay. The government failed to offer any persuasive rationale for its
conjectural contentions by witnesses subjected to cross-examination at trial. Appellant is
entitled to recover the full $7,959 in labor costs questioned by the government.

        Similar considerations support full recovery of equipment costs disallowed by
the government in computing the equitable adjustment. The documentary record and
testimony of appellant's witnesses established that all claimed equipment was on site
as of August 23, 2013, and necessary for the installation of the spare casting and east
gate and/or successor activities to complete the contract. The government's reductions
for standby (versus operating) time and allocations of a portion of the claimed costs for
allegedly non-critical work are simply arbitrary and insufficiently proven by
persuasive evidence. Consequently, K&K is entitled to recover the additional $11,994
in equipment costs claimed and disallowed by the Corps.

        The CO's final decision awarded $37,600.00 for 188 consultant hours incurred
in advance of October 27, 2015. The government does not dispute the rate charged
by K&K's consultant. The cut-off date underlying the government's decision is
incorrect. Presumptively, contractors are entitled to recover consulting fees incurred
in administration of the contract, ordinarily including negotiation of REAs, before
claim submission. See, e.g., Optimum Services, Inc., ASBCA No. 59952, 16-1 BCA
,r 36,490 at 177,827 (and cases cited). There is insufficient proof to establish that costs
incurred between October 27, 2015 and January 7, 2016, were incurred in the prosecution
of the claim. We have found that Mr. Perez actually expended a total of 236 hours in
pre-claim negotiations and preparation of REAs before submission of the claim in
January 2016. Accordingly, we award appellant an additional 48 hours for a total
monetary increase of $9,600 in consulting expenses.

       Regarding field office overhead, the government has failed to present persuasive
evidence that the amount claimed should be reduced. Accordingly, appellant is entitled
to recover the revised amount of $20,995 for this category of costs. Similarly, the
government has not challenged the profit, home office or bonding percentages costs
claimed. Nor does it dispute appellant's methodology and use of its 20.86 composite
percentage for all of the latter three mark-ups. We find the above costs to be allowable
and recoverable.

       In summary, we find that appellant is entitled to recover additional direct labor
costs ($7,959), equipment costs ($11,994), consulting costs ($9,600) and field office
overhead costs ($20,995), totaling $50,548. We apply the accepted 20.86 composite
mark-up percentage to derive a total award $61,092, in addition to that previously



                                            8

                                                                                              t
    awarded by the CO (see findings 32-33). Appellant is also entitled to interest in
    accordance with the CDA from the date of initial claim submission on January 13, 2016.

           The appeal is sustained to the extent indicated.

           Dated: September 5, 2018


                                                          k?~
                                                                   ~




                                                       R~BERT T. PEACOCK
                                                       Administrative Judge
                                                       Armed Services Board
                                                       of Contract Appeals

     I concur                                          I concur
                    /\

    ~\
     RICHARDSH~CKLEFORD                               J. REID PROUTY
     Administrative Judge                             Administrative Judge
     Acting Chairman                                  Vice Chairman
     Armed Services Board                             Armed Services Board
     of Contract Appeals                              of Contract Appeals



           I certify that the foregoing is a true copy of the Opinion and Decision of the
    Armed Services Board of Contract Appeals in ASBCA No. 61189, Appeal of K&K
    Industries, Inc., rendered in conformance with the Board's Charter.

           Dated:


                                                      JEFFREY D. GARDIN
                                                      Recorder, Armed Services
                                                      Board of Contract Appeals




                                               9


I
