Affirmed and Majority and Concurring Opinions filed December 10, 2019.




                                     In The

                    Fourteenth Court of Appeals

                              NO. 14-18-00052-CV

           SUMMIT GLOBAL CONTRACTORS, INC., Appellant

                                        V.
   ENBRIDGE ENERGY, LIMITED PARTNERSHIP AND ENBRIDGE
          GATHERING (NORTH TEXAS) L.P., Appellees

                   On Appeal from the 215th District Court
                           Harris County, Texas
                     Trial Court Cause No. 2013-69313

                            MAJORITY OPINION

      This appeal involves two agreements for the fabrication of pipes called
“spools” used in the oil and gas industry. Summit Global Contractors, Inc., brought
breach of contract and quantum meruit claims against Enbridge Energy, Limited
Partnership (Enbridge Energy) and Enbridge Gathering (North Texas) L.P.
(Enbridge Gathering). After a bench trial, the trial court found that the Enbridge
parties did not breach the contracts and concluded that Summit’s quantum meruit
claim was precluded by the express contracts. Summit challenges the sufficiency
of the evidence in support of the trial court’s findings and challenges the trial
court’s conclusion regarding the quantum meruit claim. We affirm.

                                    Background

        The Enbridge parties began construction of a natural gas processing plant in
Wheeler, Texas. International Alliance Group (IAG) was hired to solicit bids for
the project. IAG in turn placed Summit on its potential vendor list. IAG sent
Summit a “Pipe Fabrication Inquiry Requisition” form requesting a bid for “pipe
spool fabrication.” The scope of work was to include “all labor, material
(exclud[ing] items furnished by customer), small tools, consumables, storage,
overheads, etc.” The requisition form also required the fabricator to “quote Lump
Sum.”

        Summit offered an initial “Lump Sum proposal” including overtime but also
specifying that “[a]ny down time will be handled on a Time and Material basis.”
“Extra Work” was to be billed for materials at cost plus 15% and labor at $85 per
hour. Summit’s owner, Rich Miller, testified that “lump sum” means a “fixed
price” for everything in the scope of the contract, which includes some overtime.
“Time and material” pricing, on the other hand, is based on the time expended and
the materials used for the job. Miller also specified that payment terms would be
“NET 30” from invoice date, meaning payment was due within 30 days of
invoicing. The first bid included a price quote from a pipe supplier called
Wolseley.

        Summit was awarded the job, and a purchase order was issued that
incorporated Summit’s bid terms and called for a 20% advanced payment.
Enbridge Energy was identified as the party to be billed. Enbridge was also


                                          2
required to provide valves for Summit to use in the spool fabrication.1 The
purchase order stated, “PRICE(S) ARE FIRM” and “PRICING AND
AVAILABILITY CONFIRMED WITH Rich Miller.”

          By the time Summit was awarded the job, however, Wolseley’s price
quote—upon which Summit’s bid was based—had expired. Two days after the
purchase order was issued, Summit issued a $10,847.54 change order request
based on an increase in Wolseley’s price. Approximately two weeks later, Summit
submitted another change order request for a materials price increase from
Wolseley of $87,113.10, which included the amount of the prior request for
$10,847.54.

          IAG’s representative contacted a representative from Wolseley regarding the
price increase. The Wolseley representative informed the IAG representative that
Wolseley’s price quote included in Summit’s bid package had been valid for only
15 days and Wolseley received the order past its quote validity date. Following
negotiations, Wolseley agreed to decrease its increased price from $87,113.10 to
$44,365.53. The purchase order was revised to reflect the $44,365.53 price
increase. The record does not reflect which Enbridge entity paid that price
increase, but it was paid.

          Summit submitted its second “Lump Sum proposal” on June 12, 2012 “to
provide labor, material, equipment & delivery necessary to fabricate Pipe Stools.”
Payment terms, again, were to be “NET 30 from invoice date,” and “[a]ny down
time [would] be handled on a Time and Material basis.” The proposal included
overtime. A second purchase order was issued, again with Enbridge Energy
identified as the party to be billed. That purchase order incorporated Summit’s

          1
              The purchase order does not specify which Enbridge party was required to provide the
valves.

                                                   3
terms and again required a 20% advanced payment. The second purchase order
was issued on June 22, 2012. Summit submitted an invoice for the advanced
payment on the same day. That invoice was paid on July 13, 2012.

       Summit met its first deadline for delivering spools. Summit then fell behind
on meeting its remaining delivery deadlines, which were extended. According to
Summit, one or both Enbridge parties caused the late deliveries due to delays in
making the second advanced payment, negotiating the price decrease with
Wolseley, and delivering the valves. Summit contends that it incurred expenses for
unexpected overtime and other overhead due to the delays. Summit submitted
change order requests after the job was completed totaling $390,088.95 for the
purported delays. Representatives from Summit, the Enbridge parties, and IAG met
to discuss the change order requests. The Enbridge parties and IAG concluded the
requested change orders were not justifiable.

       Summit filed an affidavit of lien against Enbridge Energy for $390,088.95
and filed this lawsuit, bringing claims, in relevant part, for breach of contract,
quantum meruit, and promissory estoppel. In its petition, Summit alleged that both
Enbridge Energy and Enbridge Gathering were parties to the relevant purchase
orders. Referring to the Enbridge parties collectively as “Enbridge,” Summit
alleged that Enbridge breached the contracts. Summit also asserted quantum meruit
and other alternative liability claims against both Enbridge parties.

       The Enbridge parties answered and filed counterclaims in which they also
referred to themselves collectively as “Enbridge.” Although both purchase orders
identify Enbridge Energy as the party to be billed, the Enbridge parties did not
dispute that both defendants were bound by the purchase orders.2

       2
        The purchase orders specified that bills would be sent to Enbridge Energy and identified
the “Purchaser” as “the Enbridge entity identified on the face of the Order.” The letterhead on
                                               4
       After a bench trial, the trial court found that (1) as to the first purchase order,
it incorporated Summit’s bid terms for a lump sum contract; the payment terms
were net 30, and the prices were firm; despite this, the price for materials in
Summit’s bid had increased; and Summit made its first delivery on time but made
subsequent deliveries late; (2) as to the second purchase order, it incorporated
Summit’s bid terms for a lump sum contract; (3) “Enbridge” paid Summit the
entire amount due under both purchase orders plus “over $30,000 that resulted
from drawing changes, material price increases, and the like”; and (4) Summit’s
change order requests totaling $390,088.95 were “untimely and unsupported.” The
trial court concluded that (1) the purchase orders were valid and enforceable
“lump-sum bid contracts”; (2) “Enbridge” did not breach the contracts; (3) Summit
is not entitled to recover damages for breach of contract or attorney’s fees; and
(4) Summit’s quasi contract and promissory estoppel claims are precluded by
express contract. The trial court referred to both Enbridge parties collectively as
“Enbridge” in its findings and conclusions, as did the parties in their proposed
findings and conclusions. The court signed a take nothing judgment in favor of the
Enbridge parties.

                                        Discussion

       In four issues, Summit challenges the legal sufficiency of the evidence in
support of the trial court’s findings and rulings on Summit’s breach of contract and
quantum meruit claims. We conclude that Summit has not established as a matter
of law that either Enbridge party breached the purchase orders. We further
conclude that Summit’s quantum meruit claim is precluded by express contract.


the purchase orders identified the entity only as “Enbridge.” The purchase orders also state,
“Enbridge terms and conditions apply.” Enbridge Gathering is not identified on either purchase
order as a party.

                                              5
       We review a legal sufficiency challenge to court findings using the same
standards applied in reviewing the evidence supporting jury findings.3 Catalina v.
Blasdel, 881 S.W.2d 295, 297 (Tex. 1994). We review the evidence in the light
most favorable to the challenged findings and indulge every reasonable inference
that would support them. City of Keller v. Wilson, 168 S.W.3d 802, 822 (Tex.
2005). We credit favorable evidence if a reasonable factfinder could and disregard
contrary evidence unless a reasonable factfinder could not. Id. at 827.

       We sustain a legal sufficiency or “no evidence” challenge only when (1) the
record discloses a complete absence of evidence of a vital fact; (2) the court is
barred by rules of law or of evidence from giving weight to the only evidence
offered to prove a vital fact; (3) the evidence offered to prove a vital fact is no
more than a mere scintilla; or (4) the evidence establishes conclusively the
opposite of the vital fact. Marathon Corp. v. Pitzner, 106 S.W.3d 724, 727 (Tex.
2003); Vast Constr., LLC v. CTC Contractors, LLC, 526 S.W.3d 709, 719 (Tex.
App.—Houston [14th Dist.] 2017, no pet.). A party attacking the legal sufficiency
of an adverse finding on an issue on which it had the burden of proof must show
that the evidence conclusively establishes all vital facts in support of the issue.
Dow Chem. Co. v. Francis, 46 S.W.3d 237, 241 (Tex. 2001).

       We apply these standards mindful that the factfinder is the sole judge of the
credibility of the witnesses and the weight to be given to their testimony. See City
of Keller, 168 S.W.3d at 819, 822; 2900 Smith, Ltd. v. Constellation NewEnergy,
Inc., 301 S.W.3d 741, 745 (Tex. App.—Houston [14th Dist.] 2009, no pet.). When,
as here, there is a complete reporter’s record of the trial, the trial court’s findings of

       3
          We may review a trial court’s findings for both legal and factual sufficiency, see
Catalina v. Blasdel, 881 S.W.2d 295, 297 (Tex. 1994), but Summit cites the standards of review
only for legal sufficiency and analyzes the case under those standards, so we limit our analysis to
a legal sufficiency review.

                                                6
fact will not be disturbed on appeal if there is any evidence of probative force to
support them. See Barrientos v. Nava, 94 S.W.3d 270, 288 (Tex. App.—Houston
[14th Dist.] 2002, no pet.).

      In an appeal from a bench trial, we review a trial court’s conclusions of law
de novo and will uphold them if the judgment can be sustained on any legal theory
supported by the evidence. BMC Software Belgium, N.V. v. Marchand, 83 S.W.3d
789, 794 (Tex. 2002); Stavinoha v. Stavinoha, 126 S.W.3d 604, 608 (Tex. App.—
Houston [14th Dist.] 2004, no pet.). We review the legal conclusions drawn from
the facts to determine their correctness. BMC Software, 83 S.W.3d at 794;
Stavinoha, 126 S.W.3d at 608. Incorrect conclusions of law do not require reversal
if the controlling findings of fact support the judgment under a correct legal theory.
BMC Software, 83 S.W.3d at 794; Stavinoha, 126 S.W.3d at 608.

      A trial court should make additional findings of fact only if they have some
legal significance to an ultimate issue in the case. Stuckey Diamonds, Inc. v. Harris
Cty. Appraisal Dist., 93 S.W.3d 212, 213 (Tex. App.—Houston [14th Dist.] 2002,
no pet.); Vickery v. Comm’n for Lawyer Discipline, 5 S.W.3d 241, 255 (Tex.
App.—Houston [14th Dist.] 1999, pet. denied). Summit asserts that because it
requested additional findings of fact, we cannot presume the trial court relied upon
proper legal principles or factual findings to support the challenged findings or
conclusions. That is incorrect because Summit requested additional findings that
are inconsistent with the trial court’s judgment. This court noted long ago that
“[t]he primary purpose for findings of fact is to assist the losing party in narrowing
his issues on appeal by ascertaining the true basis for the trial court’s decision.”
Vickery, 5 S.W.3d at 255. When a party requests findings contrary to the judgment,
as Summit did, the court’s failure to make such findings is consistent with its
judgment. See Vickery, 5 S.W.3d at 256. The presumption of validity is not

                                          7
rebutted by the court’s failure to make findings contrary to its judgment. Id. With
these standards in mind, we turn to Summit’s issues presented on appeal.

       I.     Summit did not conclusively establish that it suffered damages
              because of Enbridge Energy’s purported delays.
       In three issues, Summit contends that Enbridge Energy’s purported delays in
making advanced payments, negotiating with Wolseley, and providing valves
constituted breach of the purchase order agreements and Summit incurred damages
because of Enbridge Energy’s delays.4 We conclude that Summit has not shown as
a matter of law that it suffered damages because of any delay by Enbridge Energy.5

              A. Contract Interpretation Principles

       Summit’s argument is based in part on its interpretation of the parties’
agreements. Thus, we refer to the general principles concerning contract
interpretation. See Port of Houston Auth. of Harris Cty. v. Zachry Constr. Corp.,
513 S.W.3d 543, 551 (Tex. App.—Houston [14th Dist.] 2016, pet. denied).

       In construing a contract, we look to the language of the parties’ agreement.
Barrow-Shaver Res. Co. v. Carrizo Oil & Gas, Inc., No. 17-0332, 2019 WL
2668317, at *5 (Tex. June 28, 2019). We construe contracts de novo. Id. We give
effect to the parties’ agreement as expressed in the instrument. Id. We give the
contract its plain, grammatical meaning unless it “would clearly defeat the parties’
intentions.” Id. If we determine that the contract’s language is unambiguous—in
other words, it can be given a certain or definite legal meaning or interpretation—
we construe it as a matter of law. Id.


       4
        In its appellate briefing, Summit refers to Enbridge Energy as “Enbridge” and Enbridge
Gathering as “Enbridge Gathering.”
       5
        Summit also argues that the trial court erred in failing to award Summit attorney’s fees.
Because of our holding, we need not reach this issue.

                                               8
       Both parties contend that the agreements are unambiguous, but they disagree
on the interpretation. Summit argues that Enbridge Energy was required to make
20% advanced payments at the time the purchase orders were issued. The Enbridge
parties argue these payments instead were due within 30 days after invoicing.6
Summit also argues that it incurred overhead for work outside the scope of the
agreements caused by Enbridge Energy’s delays. The Enbridge parties argue that
any overhead incurred by Summit was included in the parties’ “lump sum”
agreements.

       Summit asserts that we can look outside the four corners of the parties’
agreements to interpret the parties’ intentions. The supreme court recently
reiterated that our primary duty in construing an unambiguous contract is to
ascertain the intent of the parties from the language within the four corners of the
instrument. U.S. Shale Energy II, LLC v. Laborde Props., L.P., 551 S.W.3d 148,
151 (Tex. 2018). However, we consider the words used “in light of the facts and
circumstances” surrounding the execution of the agreement. Id. We may consider
these circumstances only when they inform but not when they contradict the
instrument. Id.

       Summit further contends that we can look to the bid proposals to support our
interpretation of the purchase orders. We agree that we can consider the bid
proposals because they are part of the parties’ agreements. Texas’s version of the
Uniform Commercial Code applies to the sale of goods. See Tex. Bus. & Com.
Code § 2.102. When a contract contains a mix of sales and services, the UCC
applies if the sale of goods is the “dominant factor” or “essence” of the transaction.
Cont’l Casing Corp. v. Siderca Corp., 38 S.W.3d 782, 787 (Tex. App.—Houston

       6
        On appeal, the Enbridge parties again refer to themselves collectively as “Enbridge.”
Summit challenges only the trial court’s contractual breach findings as to Enbridge Energy.

                                             9
[14th Dist.] 2001, no pet.). The spools are without question goods as defined by the
UCC. Tex. Bus. & Com. Code § 2.105. The UCC states that a “contract to sell”
applies to not only a present sale of goods but also an agreement to sell goods at a
future time. Id. § 2.106(a)-(b).

       The purchase orders contemplate the sale of “Goods, and the services related
thereto.” Although Summit agreed to fabricate the spools, Enbridge ultimately
contracted for a finished product. We conclude that the future sale of spools to
Enbridge was the dominant factor of the transaction. See Cont’l Casing Corp., 38
S.W.3d at 787-88. Accordingly, the UCC applies. See id.

       Under the UCC, a contract is formed for the sale of goods by an offer and
acceptance. Section 2.106 provides, in pertinent part: “Unless otherwise
unambiguously indicated by the language or circumstances[,] an offer to make a
contract shall be construed as inviting acceptance in any manner and by any
medium reasonable in the circumstances.” Tex. Bus. & Com. Code § 2.206(a).
Under section 2.207, additional terms in the acceptance of the offer are
incorporated into the contract under most circumstances.7 Id. § 2.207(b).

       The parties agree that the purchase orders incorporated Summit’s bid terms.
We conclude that Summit’s bid proposals are offers and the purchase orders are
acceptances under the UCC. They together form the parties’ agreements, and we
may consider them both in our interpretation of the agreements. See Peterson v.
NCNB Tex. Nat’l Bank, 862 S.W.2d 182, 183 (Tex. App.—Eastland 1993, writ
denied) (noting a bid is an offer and a binding contract consists of an offer and
acceptance).

       7
         Additional terms do not become part of the contract when “(1) the offer expressly limits
acceptance to the terms of the offer; (2) they materially alter it; or (3) notification of objection to
them has already been given or is given within a reasonable time after notice of them is
received.” Tex. Bus. & Com. Code § 2.207(b). These exceptions do not apply here.

                                                  10
             B. Breach of Contract Claims

      We turn to Summit’s arguments regarding Enbridge Energy’s purported
breach of contract. A contractor is entitled to recover damages from an owner for
losses due to a breach of contract based on delay and hindrance of the contractor’s
work only if the contractor proves (1) that its work was delayed or hindered,
(2) that it suffered damages because of the delay or hindrance, and (3) that the
owner was responsible for the act or omission that caused the delay or hindrance.
Zachry Constr. Corp., 513 S.W.3d at 560.

      Advanced Payments. Summit argues that the delay in making the second
advanced payment resulted in damages to Summit. The Enbridge parties contend
that they were not required to make the payment until within 30 days after
invoicing by Summit. Summit’s bid proposals and the purchase orders both specify
that the payment terms were “net 30.” In other words, under the purchase orders,
invoices were to be paid “within thirty . . . days of receipt.” However, the purchase
orders also required a “20% advanced payment.” The “net 30” requirement reflects
the general rule requiring payment of all invoices within thirty days. However, the
requirement of a 20% advanced payment suggests an exception to this rule.

      Applying the plain, grammatical meaning of the adjective “advance,” we
note that it means “ahead of time or beforehand.” The American Heritage
Dictionary 81 (2d col. ed. 1991). We conclude “advanced” in the context of this
sentence means what it says: the payment was due “ahead of time or beforehand,”
in other words, before the work started. Our holding is consistent with long-
established precedent: no phrase, sentence, or section of a contract should be read
in isolation and considered apart from the other provisions, and a specific contract
provision controls over a general one. See Pathfinder Oil & Gas, Inc. v. Great W.
Drilling, Ltd., 574 S.W.3d 882, 889 (Tex. 2019). We conclude that Enbridge

                                         11
Energy generally was required under the parties’ agreements to make payments
within 30 days of invoicing. However, Enbridge Energy was also required to make
a 20% advanced payment at the outset of each agreement.

      Summit submitted a change order request for $41,920 representing 640 work
hours. Summit contends it had to extend its “overhead, equipment and facilities . . .
an additional four weeks” because the second advanced payment was not made on
time. But Summit does not point to any evidence in the record establishing that it
suffered damages from this delay.

      The second advanced payment was made on the date of Summit’s first
delivery deadline—July 13, 2012. Although Summit made that delivery on time, it
contends the late payment nevertheless caused delays in production. Summit
presented expert testimony that the purpose of an advanced payment is for the
vendor to be able to buy equipment and materials for a project. Summit’s expert
testified that the payment should have been made at the outset of the parties’
agreement. Despite this testimony, Summit presented no evidence linking this late
payment to the purported “additional four weeks” needed to complete the project.

      Negotiation with Supplier, Delivery of Valves. Summit also submitted
change orders totaling $348,168.95 representing expenses Summit allegedly
incurred due to the Enbridge parties’ purported delays in negotiating with
Wolseley and delivering valves late.8

      Two days after the first purchase order was issued, Summit issued a
$10,847.54 change order request based on an increase in Wolseley’s materials
price. Nearly two weeks after the first purchase order was issued, Summit
submitted another change order request for a materials price increase from

      8
          As discussed, Summit argued below that the delays were caused by both Enbridge
parties and not just Enbridge Energy.

                                          12
Wolseley of $87,113.10, which included the prior change order request amount of
$10,847.54. Summit complains on appeal that Enbridge Energy negotiated with
Wolseley between May 24 and June 7, 2012 to reduce the increased price from
$87,113.10 to $44,365.22, which was paid. Summit contends, however, that its
ability to perform was impaired because Summit “remained nearly idle” during the
negotiations.

       Summit points to no evidence in the record showing it incurred any expenses
as a result of the negotiations with Wolseley. In fact, Summit’s own expert testified
that the Enbridge parties were “totally divorced from” the delay because it was
caused by Summit’s failure to honor the fixed price for the materials it originally
had quoted. Moreover, the Enbridge parties presented evidence that Wolseley
shipped the materials on schedule, so there is evidence from which the trial court
could infer the negotiations did not cause any damages to Summit.9

       Summit also contends that Enbridge Energy delivered valves late, resulting
in additional costs borne by Summit outside the scope of the parties’ agreements.
Whether most of the valves were delivered late resulting in damages to Summit
was hotly contested at trial.10

       Summit submitted a change order request for the first phase of the project
for $118,949 in “manhours” with regard to 81 spools that purportedly “were
handled multiple times during the process of waiting for the valves to show up.”
Summit began fabricating the spools in May 2012, and the Enbridge parties began


       9
         This evidence is in a letter from a Wolseley representative admitted at trial, stating:
“[Our supplier] was able to reduce the prices and deliver most of the items, for the first release in
time. Whatever they could not deliver or reduce the prices on, we supplied those items from our
stocks.”
       10
         The Enbridge parties presented evidence that many of the valves were delivered well in
advance of the time the spools had to be ready.

                                                 13
shipping valves to Summit the same month. Summit asserted that it had fabricated
certain spools, but then had to wait on the valves, causing Summit to pay for
1,399.4 extra “manhours.” Summit used an estimating program to arrive at that
number of hours but did not keep records of the actual number of extra hours
purportedly paid. The first phase of the project called for 195 fabricated spools to
be delivered by July 13, 2012. By June 20, 2012, Summit had received all the
valves required for the first phase. The first spool delivery was on time.

      Six weeks into the project, Earl Carpenter, a representative from IAG, was at
the Summit facility managing the materials most of the time. He testified that the
shop was never at a standstill awaiting delivery of valves to finish fabrication.
Summit likewise never reported to IAG that there was a hold on fabrication due to
the absence of valves. Another representative from IAG, Kenneth Neumann,
testified that if Summit had reported the valves were not there on time, they would
have been shipped out.

      At one point, Summit notified Carpenter that “a couple . . . valves which
[Summit] should have had in their possession” were missing. Carpenter told
Summit that the valves had been shipped to Summit. The clear implication was
that Summit somehow misplaced the valves, but Carpenter asked Summit to “go
ahead and ship the spools without the valves installed.” Carpenter told Neumann
via email that a change order had been justified for Summit “to re-handle 81
spools” to add valves. He noted, however, that the amount of the requested change
order was based on Summit’s estimating program. Carpenter later testified that
IAG agreed the late shipment of valves “would generate a certain amount of a . . .
valid change order,” but he said IAG approved a lesser amount, “like 40 something
thousand dollars.”

      Another IAG representative conceded in deposition testimony admitted at

                                          14
trial that “at least in some way . . . the cost to Summit increased” because the
valves were not timely delivered. On cross-examination during trial, he testified
that “the valves were not late,” but he then agreed with Summit’s counsel that not
all of the valves were “available as needed.” He also admitted that double handling
the spools could increase costs.

      A representative of the Enbridge parties conceded at trial that there were
valve delays, but he did not agree that the delays “impacted Summit’s ability to
efficiently produce spools.” He stated that the dispute between the parties was over
the amount of the $118,949 change order. When asked whether missing parts can
disrupt a fabricator’s assembly line process, he responded, “It can.” He ultimately
stated, “My belief is . . . that there were costs on both sides—costs to Enbridge and
costs to Summit. How it nets out, I truly do not know. That is the additional
documentation that I was looking for [from Summit.]” He said after meeting with
Summit, “it was determined that we did not see any evidence that we owed
additional money to Summit.” The trial court, as the factfinder, was entitled to
weigh this conflicting testimony regarding whether the valves were late and
whether late delivery of the valves resulted in additional expenses to Summit. See
City of Keller, 168 S.W.3d at 819.

      While Summit used an estimating program to arrive at the 1,399.4 hours
purportedly expended handling the spools multiple times, the Enbridge parties,
using the same estimating program, presented evidence that such work, if needed,
would amount to only 96 hours for a total of $3,300. But the Enbridge parties did
not concede that they owed Summit even this lesser amount.

      Summit submitted three more change orders for more expenses allegedly
incurred based on purported delays. These change orders were based on delays
purportedly caused by the negotiations with Wolseley and “late delivery of

                                         15
valves,” resulting in “extra manhours,” a 15% loss of productivity, and overtime
incurred by Summit’s vendor in testing the spools. The first of these requested
change orders references the Wolseley negotiation and purported late delivery of
valves and requests a total of $82,846.37. The second requested change order
merely states that the vendor “was also required to work overtime.” The final of
these requested change orders states that the delays “created a loss of 33 scheduled
work days.”

      Summit points to evidence that the valves arrived on a rolling basis and not
all at the outset of the project, but the Enbridge parties presented evidence that they
were not required to deliver the valves all at once because the spools were being
fabricated on a rolling basis. The fact that the valves were delivered periodically
during the fabrication process does not conclusively demonstrate that Summit was
damaged. The Enbridge parties, moreover, accepted Summit’s late delivery of
spools after the project deadlines had passed, so the trial court could infer that
Summit did not suffer damages by delivering the spools late.

      Summit’s expert testified that the delays prevented Summit from taking on
other projects. The Enbridge parties’ counsel argued this testimony regarding
potential damage to Summit was speculative. The expert testified it was an
approximation based on an estimated success rate for bids by Summit. We defer to
the trial court to weigh the credibility of this evidence. See id.

      Although the trial court was free to infer delays were caused by Enbridge
Energy, the evidence also shows that Summit had a small shop, which resulted in
difficulties handling and storing the spools and disorganization. The trial court
could have inferred that Summit was not capable of handling a job of this
magnitude given the size of its facilities and its workforce. Summit presumably
took these factors into consideration when bidding the project. Thus, the trial court

                                           16
could have inferred that the delays were not caused by Enbridge Energy but instead
were caused by Summit’s inability to handle a large project and by its own
shortfalls in the bidding process or that any delays caused by Enbridge Energy did
not cause Summit damage.11 It was within the trial court’s province as factfinder to
find that any extra expenses incurred by Summit were not caused by Enbridge
Energy’s delays, if any. The parties presented conflicting evidence on this issue.
Moreover, Summit had the burden to prove not only that it incurred damages but
also the amount of its damages. See Golden Eagle Archery, Inc. v. Jackson, 116
S.W.3d 757, 772 (Tex. 2003) (“[W]hether to award damages and how much is
uniquely within the factfinder’s discretion.”). The trial court, as the factfinder, was
entitled to weigh the credibility of Summit’s evidence in support of its claim for
damages and find it lacking.

       Scope of the Agreements. Summit argues that it incurred expenses outside
of the scope of the parties’ agreements resulting from Enbridge’s delays. The
Enbridge parties argue that all expenses incurred by Summit were included in the
scope of the agreements. The bid proposals, referred to explicitly as “Lump Sum
proposal[s],” included “overtime,” but also specified that “[a]ny down time
[would] be handled on a Time and Material basis.” “Extra Work” was to be billed
for materials at cost plus 15% and labor at $85 per hour. Miller testified that
overtime was to be paid on a “time and material” basis if Summit had to wait for
the Enbridge parties to supply valves. However, the bid proposals do not expressly
restrict the amount of overtime. Summit presented evidence that only “standard

       11
           Given these facts, this is not a situation in which the factfinder ignored the
uncontroverted fact of an injury and denied recovery. See Schwartz v. Pinnacle Commc’ns, 944
S.W.2d 427, 436 (Tex. App.—Houston [14th Dist.] 1997, no writ) (“[W]here the evidence of an
injury is uncontroverted, the fact finder may determine the extent of injury and the appropriate
amount of damages to be awarded based on the facts, but it may not ignore uncontroverted
evidence by completely denying recovery.”).

                                              17
overtime” was included in the bids but did not present evidence of what the phrase
“standard overtime” means. Presuming without deciding that the parties’
agreement included “down time” to be paid by Summit as overtime, we conclude
Summit did not prove as a matter of law that it incurred damages resulting from
any purported delays by Enbridge.

       Conclusion. Considering the conflicting evidence presented at trial and
deferring to the trial court as factfinder as we must, we conclude Summit has not
established as a matter of law that Enbridge Energy’s failure to make an advanced
payment on time caused damages to Summit. Similarly, Summit has not
conclusively demonstrated that Enbridge Energy delayed the project by negotiating
with Wolseley. Summit further has not conclusively shown it suffered damages
from any delays by Enbridge Energy. Viewing the evidence in the light most
favorable to the findings, we conclude that that the evidence was legally sufficient
to support the trial court’s findings and judgment. We overrule Summit’s issues
challenging the trial court’s findings on breach of contract.

       II.   Summit’s quantum meruit claim is precluded by express contract.

       Summit also challenges the trial court’s conclusion that its quantum meruit
claim was barred by express contract. According to Summit, the services rendered
in the requested change orders were not covered by the parties’ agreement, and
thus Summit was entitled to recover under quantum meruit for those services.

       As a general rule, a party cannot recover under quantum meruit when there
is a valid contract covering the services or materials furnished. Hill v. Shamoun &
Norman, LLP, 544 S.W.3d 724, 737 (Tex. 2018). An exception applies when the
reasonable value of work performed and accepted is not covered by the parties’
contract. Id. We review de novo whether an express contract covers the services at
issue. Id.
                                          18
       Several terms in the parties’ agreements address Summit’s ability to recover
for overtime or change orders. Although the parties dispute the amount of overtime
included in the parties’ agreements, there is no dispute that the bid proposals
included “overtime” and also specified that “[a]ny down time [would] be handled
on a Time and Material basis.” Moreover, the purchase orders state, “No claim for
an increase in price or schedule extension shall be recognized unless such was
authorized in advance and in writing by Purchaser.” Thus, the agreements address
the approval process for change orders. Accordingly, the parties’ agreements
contemplated overtime, extra work to be handled on a time and material basis, and
change orders. See, e.g., Gotham Ins. Co. v. Warren E & P, Inc., 455 S.W.3d 558,
563 (Tex. 2014) (“[T]hese clauses indicate that the contract addresses the matter at
issue, and [the plaintiff] is limited to the contract rather than equity when
determining liability.”); Dardas v. Fleming, Hovenkamp & Grayson, P.C., 194
S.W.3d 603, 620 (Tex. App.—Houston [14th Dist.] 2006, pet. denied) (“[W]hen a
valid, express contract covers the subject matter of the parties’ dispute, there can
be no recovery under a [quantum meruit] theory.”).

       Summit presents no other argument to reverse the judgment in favor of
Enbridge Energy. Additionally, Summit does not argue that Enbridge Gathering is
not a party to the contracts. Thus, Summit presents no other ground on which to
reverse the judgment dismissing the quantum meruit claim against Enbridge
Gathering. We overrule Summit’s issue challenging the trial court’s conclusion
that the quantum meruit claim is precluded by express contract.12

                                         Conclusion


       12
          Summit also contends that Enbridge Energy failed to prove its claims and defenses as a
matter of law. Because we conclude that Summit did not prove as a matter of law that it suffered
damages from any purported delays by Enbridge Energy, we need not reach this issue.

                                              19
      We affirm the judgment of the trial court.




                                       /s/    Frances Bourliot
                                              Justice



Panel consists of Chief Justice Frost and Justices Jewell and Bourliot. (Frost, C.J.,
concurring).




                                         20
